<table><tr><th>From:</th><th>Gary Kemey</th></tr><tr><td>Sent:</td><td>Monday, May 16, 2011 6:39 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Cc:</td><td>Emad Hanna;</td></tr></table>

=BODY> =DIV>schedule for the 4th =/FONT> =DIV> =DIV>Main pool

=DIV> the building slab will be =oured and block going up

=DIV> the pool equipment will be =nstalled and water in pool

=DIV> the retaining walls around cottage will be up

=DIV> the deck will be concrete,ready to lay tile(tile comes =fter the building is stoned)

=DIV>

=DIV>still on target for 10/3

=DIV>

=DIV>Flag pole pool

=DIV>

=DIV> the building will be framed in and plastering =nderway

=DIV> the pool equipment will be in and water in the pool =assumes we get tile selection)

=DIV> the deck will be concrete(tile happens after shelter =nd plaster)

=DIV> walls will be underway

=DIV>

=DIV>still on target for 9/15