<table><tr><th>From:</th><th>jeffrey E. &lt;jeevacation@gmail.com&gt;</th></tr><tr><td>Sent:
To:</td><td>Thursday, April 12, 2018 7:59 PM
Amy Dempsey</td></tr><tr><td>Subject:</td><td>Re: ACE - Cables and Non-compliance</td></tr></table>

we pulled out the barge ramp across month ago. =we can pull out xmas cove , i would like to do so if that is t=e hold up. i thought we would asking for the deliniation weeks=ago

On =hu, Apr 12, 2018 at 3:55 PM, Amy Dempsey wrote:

Army Corp= called late this morning and said that enforcement has decided to hold up=the VIWAPA cable project because of the LSJ non-compliance issues. A=my Corps suggested that we removed the LSJ-GSJ cable so the ca=le system can move ahead.

I ended up talking with Jonathon Pempek as well as Sindulfo Cast=llo and they said although it is unusual to hold up a project that the app=icant was not the violator on they felt this was good leverage.

So Jonathon said get the barge ramp= out and pull the fill material back out around the wetland near the point=closest to LSJ. I am waiting on old wetland delineation from Ryan Wi=ehart so I can mark it and we can get the material moved back a couple of =eet and plant a few mangroves.

Jonathon suggest that if you really want one of the barge ram=s we could pull it out and then ask for a permit for it.

He stressed that he wants you to get all=the things you want but we have to go through the permit process.

conversation-id 9696 date-last-viewed 0 date-received 1523563129 flags 8590195713 gmail-label-ids 7 6 remote-id 812065