From: Richard Kahn
Sent: Thursday, July 28, 2016 9:42 PM
To: jeffrey E.
Subject: Fwd: ZDC Microwave Link

per brice email and call with him it appears radios will not =e available until Aug 15 and now century link is using national as =heir excuse as to why they are missing their deadline

Richard Kahn

HBRK Associates Inc.

575 Lexington =venue 4th Floor

New York, NY 10022

Begin forwarded message:

From: =/b>Brice Gordon

Subject: =/b>Re: ZDC Microwave =ink

Date: =/b>July 28, 2016 at 5:37:36 PM =DT

To: =/b>Richard Kahn

At this time no

Centurylink are sticking to 8/22 circuit =elivery

Regional will finish there part =12

National have been asked to provide =xpedite date and confirmed cost, expect to an answer =omorrow

No change regarding Dragonwave =adios

Sent =rom my iPhone

On Jul 28, 2016, at =:49 PM, Richard Kahn

wrote:

any update from chris or century link =efore i send to jee? please advise

thank you

On Jul 27, 2016, at 5:35 PM, Brice Gordon <

rote:

Rich

as discussed a quick =pdate regarding Microwave Link

1. Future Tech still =o not have a confirm date for the release of the new Radios They =ave indicated 15 Aug for possible delivery. Chris will try and get more =nformation by

tomorrow.

2. Centurylink NM can =ot confirm delivery date for Fiber Circuit. They =lso have indicated they may know more by close of day Friday

Please note Future Tech have released there =rew next week for another project. It makes no sense them coming out , no radios =nd no circuit. I will contact both parties at noon tomorrow =or updates

any concerns let me =now

regards.

Brice Gordon
Stanley, =M

<=r class="">

=