From: Daphne Wallace
Sent: Friday, January 4, 2019 4:15 PM
To: michael glidden; LSJ GSI; brice gordon; Rich Kahn; Kyle reavis; Karyna Shuliak;
Subject: Shipping Updates - January 4, 2019

Greetings Mike,

=/div> Arrived/Sailed/Booked to Sail BOL 13480186 - INYO =ools - (1) Pentair Heat Pump - on LS1

BOL 13456502 - JCH - Controller for the LS= Main Distribution pumps - on LSJ

BOL 13463831- Gemini Seawater Systems - (2) p=llets Sulfuric Acid - on LS1

BOL 13484984 - Restoration Hardware - (2) Ottomans, (1) Dres=er for LSJ Staff Cottage - on LS1

BOL 13484056 - Petersen Furnitu=e - (2) pairs of Stainless Steel "T End" Table Bases for the LSJ=Main Compound Kitchen Table - on LSJ

Duc Duc - (3) Queen Canopy Beds=- on LSJ

Alberto Pinto - Curtains, Curtain Rods, (2) Lamps - on L=1

BOL 13474168 - Warren CAT - Caterpillar 325 Hammer - on STT - Mik= to arrange delivery to LSJ BOL 13484463 - Pools Supply World - (2= Hayward 2025ADC Pool Cleaners - on STT - Mike to arrange delivery to LSJ<=r> =OL 13497189 - Absolute Hardwood Flooring - crate of used tools - in=PPB - Absolute Flooring to arrange pickup <=pan style="background-color:rgb(0,255,0)">BOL 13508921 • on STT 1=/27 - Clearance on 1/8

40=A0 James, Co=ke & Hobson - EGS Controls for RO 4,=A0 Aw=tech Corporation - (2) Awnings, one for the Flagpole Pool and Main Compoun= Pool Shelters

BOL 13506594 - Luli Pools - Alkalinity Up/Re=resh Shock pool chemicals - on STT 12/27 - Clearance on 1/8 4)=A0

BOL 13474139 - Warren CAT - Caterpillar 272 Skid Steer - on STT =2/27 - Clearance on 1/8

BOL 13520500 - sailing 1/= - EDA on STT 1/12

=A0
�=AO

SiteOne Landscape - (16=) LESCO 8-2-12/(196) Magriculture Mg Sulphate

=C2 Wildflower Meadows - (20) Rubber Speed Bumps, accessories=A0

BOL 13506561- Luli Pools - Muriatic=acid - sailing 1/9 - EDA on STT 1/12

Await=ng Delivery to Tropical - Or to LSJ via FEDEX, ETC

Gemin= Seawater Systems - Replacement of the Seawater Supply Pumping Station - p=yment made 10/14 - Lead time 6- 8 weeks

Gemini Sea=ater Systems - 25K GPD Containerized Seawater RO System for GSJ - containe= delayed - NOW EDA to Tropical FL 1/21-1/25/19

St=rk Carpet - LSJ Custom Carpet requested by JE - purchased 12/5 - Lead time=8-9 weeks

Taylor, Cotton, Ridley - (17) SPE=IAL LITE DOORS and hardware RO and Mechanical Buildings - purchased 12/11= Lead time 8-10 weeks

Warren Power - (2) D 175-8 =lectric Generators for LSJ - awaiting confirmation on specs - Lead time 12=13 weeks

Innovation Garden Products - (20O0) Sola= garden lights - purchased 12/28 - Production to start after Chinese New Y=ar - Lead time 8-10 weeks