<table><tr><th>From:</th><th>Richard Kahn</th></tr><tr><td>Sent:</td><td>Saturday, September 26, 2015 6:48 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Subject:</td><td>Fwd: Lutron lighting system status</td></tr></table>

Sent from my iPhone

Begin forwarded message:

Type: Forwarded email header

- Begin forwarded message:
- From: [sender name redacted] <mailto:[redacted]>
- Date: September 26, 2015 at 2:39:16 PM EDT
- To: [recipient name redacted] <mailto:[redacted]>, [recipient name redacted] <mailto:[redacted]>
- Subject: lighting system status

Notes: Multiple email addresses and portions of names are blacked out/redacted. "mailto:" appears in several places.

Hello Richard and Merwin,

As you know the lighting system is not completed. While much of the lighting is fully functional there are a few locations that are not. The troublesome locations are the dimmed/switched outlets. These locations had specialty wiring that will need further work from the electricians. Please note that we have been assisting them as much as possible.

As you are both aware the starts and stops have added a lot of time to the project. I am confident that one more strong push after Mr. Epstein departs on October the 5th and we will be in good shape.

Punch List:

- Troubleshoot all outlets and correct RPM wiring as required.

- Double check all load identification for accurate documentation for the as build system design.

	- Install all engravings on keypads. (most should arrive this week)

Finalize additional customized keypads with specialty functions. (these are keypads with house wide commands)

Order and install all customized antique plates. (note: all keypads needed to be installed for proper custom dimensions. Measurements were performed on Friday and plates will be ordered on Monday. 2-3 week lead

time.

Please contact me with any questions, comments, or concerns.

Regards,

AI

Alfred Buonanno

Clarity Custom Inc.

1792 West 11th Street

Brooklyn NY 11223