<table><tr><th>From:</th><th>Daphne Wallace</th></tr><tr><td>Sent:</td><td>Wednesday, April 8, 2015 9:21 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Subject:</td><td>Proposed Schedule for Better Roads Paving Project - April 8, 2015</td></tr></table>

Greetings Sir,

<= class="MsoNormal" style="margin-bottom:0.0001pt;font-size:16px;backgr=und-image:initial;background-repeat:initial">

As promised, for your review and comments, is a summary of a proposed p=an and schedule for the Road Paving proj=ct:

Better Roads will mobilize their equipment and lighter materials, using Boyson=/span>, spend =his first week prepping, to begin laying the asphalt the week of June 15th=

Big N would be the auxiliary vessel for transportation th=oughout the work day in the event Better4>=AORoads needs an extra load for that day= or if they need to transport support equipment.

Better Roads will coordinate with LSJ on transportation needs. In the event that =ig N is not available, we will work the extra trips in to Boyson's sch=dule.

Presuming that the scope of the project is still th= same, Better Roads estimates transporting 75-80 truckloads of asphalt in total for th= project. They will need 5-7 truckloads per day. Bet=er Roads has planned a 5 day per =eek schedule, and will leave Saturdays and Sundays for "rain days=E2$4.

Boyson can move 2-3=trucks per trip. To catch the high tide, Bette= Roads will be at Red Hook at 6:3= am with all 6 loads. Boyson will take t=e first group (2.3 trucks), turn right around and deliver the second group= and a third group if needed. Boysoni>=A0would then come back before the end of the day to return the 6 trucks to=STT.

Better Boyson does not have to make extra runs to =eturn empty trucks for other jobs on STT=

Better Road= was asked, and they are willing to transport materials and/or=supplies back from LSJ on return trips t= St. Thomas.

The proposed schedule outlined for your revie= is as follows:

<=pan style="font-size:12pt;font-family:Arial,sans-serif">

Week 1: Monday, June 8 to Friday, June 12 = Using Boyson -Better=C24>Roads mobilizes equipment to LSJ, comple=e prep work on LSJ

Boysonaspan> -Better Roads paving (30 loads)

=C2�>>

Week 3: Monday, June 22 to=Friday, June 26 - =C2= =C2= =C2=

- Better=span style="font-family:Arial,sans-serif;font-size:12pt"> Roads<=span> (30=loads)

Week 4: Monday, =une 29 to Wednesday, July 1- Boyson aiv>- Better Roads (20 lo=ds)

Respectfully submitted,

Daphne