From: Richard Kahn Sent: Thursday, June 30, 2016 5:57 PM To: jeffrey E. Subject: Fwd: Florida Windows Attachments: Screenshot 2016-06-29 15.09.20.png; Untitled attachment 00436.htm; Screenshot 2016-06-29 15.30.04.png; Untitled attachment 00439.htm; Screenshot 2016-06-29 15.09.10.png; Untitled attachment 00442.htm; Screenshot 2016-06-29 15.09.00.png; Untitled SAF-Q16-040 SAF-Q16-040 attachment -B -B Richard Richard 00445.htm; Kahn Kahn Proposal TakeOff image003.jpg; .pdf, .pdf; Untitled Untitled Untitled attachment attachment attachment 00454.htm 00451.htm; 00448.htm;

i know you approved =lready however i wanted to send you all facts that i am aware of so =here are no surprises

1)=indow Functionality

currently you have horizontal rollers =see picture 1 below) unfortunately =orizontal rollers are no longer made in wood mahogany

Hartman (original bid =rom dan labonte and vendor that supplied LSJ) proposed a wood mahogany =utswing casement window (see picture 2 below)

bid =as 224,250 before other work, permit fees and gc fees -> projected =ost 298,000

Coastal proposed a wood mahogany tilt and turn window (see =ictures 3 & 4 below) Proposal was for windows =o tilt and turn in (picture 3) however if you do not like they can tilt =nd turn out

(picture 4)

Scott from Coastal =elieves the tilt and turn in is a better design negotiated bid is 90,000 before other work and permit fees => projected cost 125,000

## 2) Next=teps

a) wire requested is 50% of materials and =ermit fees or 32,727.83 along with signed contract

b) shop drawings will be ready in 2 weeks for your =eview

c) file for permit

d) order windows (12-14 weeks)

e) =nstall windows (2-3 weeks)

Projected completion date November 1- 15

## 3) Other contractor work =equired

## Drywall / Stucco repairs

Repaint trim =nd walls around windows

## Drywall / Stucco repairs (cont.)

Protection
Remove any window treatments and put back when =ompleted
Remove any art and furniture
Alarming of new windows
Removal =nd reinstall of storm shutters

4) Work to be provided by Coastal =indows

Removal of old and installation of new =indows
Bucking / Waterproofing
Rain simulation testing
Scaffolding
Portajon

5) Other Notes

	a) Windows will be staged in garage bay =t 358 el brillo

	b) Windows (interior and exterior) =ill receive 2 coats of primer and 2 coats of topcoat

c) Hardware for Multipoint lock system (medco or tricoat) =nbsp;- you will choose at time of shop drawings (satin nickel, oil =ubbed finish)

	d) Framing currently is 2.5 inches =hick and new window frames will be 3 inches thick

	- e)=Currently we do not have screens and they are not proposed in =id

	f) Warranty - 1 year on installation and 10 =ears from manufacturer for failure in workmanship

	- g)=House to be painted after windows are installed (3.4 weeks)

Please advise if ok to proceed
Thank=you
PICTURE =