<table><tr><th>From:</th><th>Leighton Allenby</th></tr><tr><td>Sent:</td><td>Wednesday, August 19, 2015 12:40 AM</td></tr><tr><td>To:</td><td>jeffrey E.</td></tr><tr><td>Cc:</td><td>ann rodriquez; NYC - Richard Kahn</td></tr><tr><td>Subject:</td><td>Re:</td></tr></table>

Pokey was scheduled to be completed 8/21

* he was out three =orking days last week

• he has no helpers as they are on other jobsc=li>

• progress is slow - he cannot be pushed

* words came with a to=gue on end - old floor did not have. he has to cut off on some - time cons=ming.

• based on rate he is going finish floor - new projected =ate 8/28

• then there is putting room back together and cleaning - 1=day

• bathroom needs mold remediation including rug and replacing pa= - Anna needs to schedule for 8/31 with ReefCo once all items are out of b=throom or schedule now to move date up.

* New target day - 9/2/15=(as long as pokey doesn't disappear again)

## jeevacation@gmail.com, and

destroy this communication and a=l copies thereof, including all attachments. copyright -all rights rese=ved