To: Jeffrey Epstein[jeevacation@gmail.com]
Cc: Brice Gordon[REDACTED]; William Rowles[REDACTED]
From: Gary Kerney
Sent: Tue 3/23/2010 7:35:26 PM
Subject: JP

My thoughts as to scheduling

1.we are looking at ordereing a dehumidifier for the system that will bring the humidity down to 45% for about $3,000,expressed in from Fla. and be operational in a week.The room should dry in 30 days in my opinion.4/2/10 to5/2/10

- 2.Fancelli wood workers should be done by Fri. and go home with everything done except the blackboard.3/26/10

- 3.The fancelli painters are going home and will retum when the wood is climatized3/24/10

- 4.We could put the scaffolding up next week and by Thurs.3/28/10 have it ready for lon.he could do his work while the dehumidifier is working 3weeks?4/1/10 to 4/22/10

- 5.The scaffolding and plywood could be removed for Fancelli4/28/10

- 6.Fancelli painters show up to finish cabinetry5/2/10 to 6/2/10

- 7.Stain?and or clear coat floor6/7/10 to 6/11/10

- 8.Install furniture6/14/10

- JP asked to be notified with as much advance notice as to when the room is ready to schedule the painters