<table><tr><th>From:</th><th>Marc Dober</th></tr><tr><td>Sent:</td><td>Monday, November 28, 2011 9:47 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Cc:</td><td>Brice Gordon</td></tr><tr><td>Subject:</td><td>Flagpole pool re-plastering and Main pool tile redo</td></tr></table>

Jeff,

The proposed schedule to re-plaster the flagpole pool is as following:

Bart will be ordering the material as soon as we give the go ahead. It =ill take 5 days to arrive to the island.

It will take 2 days to empty and 2 days to fill the pool and the actual =ork on the pool will take 6 days.

After the pool is refilled, we need 5 days to make sure the water is =alanced (PH levels, etc)

So we are looking at about 20 days of the pool being down start to =inish.

Bart will be doing this at his expense.

He is currently due $34k and is expecting that this job will cost around =15k and he would be paid the balance after he is complete and you are =atisfied.

For the main pool he has submitted a $42,600 proposal to retile the =ool. This is for labor and installation only. Materials will run =pprox. $15k to $20k.

Please let us know how you want to proceed

<?xml version="1.0" encoding="UTF-8"?>
<!DOCTYPE plist PUBLIC "-//Apple//DTD PLIST 1.0//EN" "http://www.apple.com/DTDs/PropertyList-1.0.dtd">
<plist version="1.0">
<dict>
    <key>conversation-id</key>
    <integer>205900</integer>
    <key>date-last-viewed</key>
    <integer>0</integer>
    <key>date-received</key>
    <integer>1322516796</integer>
    <key>flags</key>
    <integer>8623750145</integer>
    <key>gmail-label-ids</key>
    <array>
        <integer>6</integer>
        <integer>2</integer>
    </array>
    <key>remote-id</key>
    <string>193402</string>
</dict>
</plist>

</dict>

</plist>