From: jeffrey E. <jeevacation@gmail.com> Sent: Friday, October 2, 2015 3:40 AM To: Brice Gordon Subject: Re: ZDC PB and Log Cabin

should we try to transplant some pinions out back? =C2* dig a hole with fertilizer and fille?

On Thu, Oct 1, 2015 at 8:46 PM, =rice Gordon mailto > wrote:

## Jeffrey

attached photos of Log cabin for your review

Rocks will be added to south side of parking=area tomorrow morning Herman and Leon will continue with finish grading, irrigation rough=in, next week =ood for Steps from Parking area to Log Cabin has been ordered Steps will match Existing L=g Cabin Steps =br> any concer=s let me know =br> Load Tally=to Date for Log Cabin

Ro=ks 12 loads
Dirt/Back Fill 44 loads
<=iv class="gmail_default" style="font-size:small">

## regards Brice

=br>

O= Sun, Sep 13, 2015 at 11:35 AM, Brice Gordon /span> wrote:

Jeffrey E.
12:00 AM (11hours ago)

## to me, Richard

how long to make level wit= the plan i produced originally for grading. i assume much of =he work can get done whetehr you are there are not. i will =C2Qcome out late october . to mark out beds so i hope gradin= finshed by then

## Jeffrey

Anticipate completion of Log Cabin last week of September, and t=en planned to re mobilize to MH

## Project

= mail and Photos of progress at Log Cabin to follow

## Project (cont.)

We will try to meet that=deadline,

Reminder its a 9 plus foot retaining wall, backfill for 80 p=rcent of area involved, compaction,

On Wed, Sep 2, 2015 at 11:2= AM, Zorro Ranch | <mailto

wrote:

Ok
Confirming we will=concentrate on log cabin until we get design confirmation for New garden a= main
house
Thank you
Brice

S=nt from my iPhone

On Sep 2, 2015, at 10:58 AM, jef=rey E. <jeev=cation@gmail.com <mailto:jeevacation@gmail.com»
wrote:

do not hold off. her visit is not very important t= me

On =ed, Sep 2, 2015 at 12:11PM, Brice Gordon <Staging material, rocks and dirt at the log cab=n have scheduled for today and tomorrow I intended to hold off on any other work at that =ocation until after Linda's visit 14th Sept

We have been stock piling dirt for back fill and gr=de MH, unfortunately the track hoe broke

down

It has been returned, company was unable to=locate part. Another unit has been found from another company, we are waiting for c=nfirmation on delivery date, Monday or Tuesday next week.

In the mean time the access road behind =he MH to proposed new site needed work and a slight change of layout so du=p truck was not continually driving over Spetic Tanks located to the South=East of Mechanical Building.

The storm water pipping from the MH that goes under th=s road also need work, this work has been completed.

I will send Photos Friday of progress

regards Brice

Brice Gordon

## Project (cont.)

Ph: <tel:

=C2�>>

please note

The informat=on contained in this communication is confidential, may be attorney-cli=nt privileged, may constitute inside information, and is intended only =or the use of the addressee. It is the property of JEE

Unauthoriz=d use, disclosure or copying of this communication or any part thereof =s strictly prohibited and may be unlawful. If you have received this

return e-mail o= by e-mail to j=evacation@gmail.com <mailto:jeevacation@gmail.com> , and destroy this communication and all copies =hereof, including all attachments. copyright -all rights reserved chiv>

## Brice Gordon

Sta=ley, NM

Ph: <tel:

Brice Gordon
Stanley, NM=C2

Ph: ██████████ <tel:████████████████████
=/div>

## Brice Gordon (cont.)

## please =ote

The information contained in this communication is confiden=ial, may be attorney-client privileged, may constitute inside informati=n, and is intended only for the use of the addressee. It is the propert= of JEE

Unauthorized use, disclosure or copying of this communica=ion or any part thereof is strictly prohibited and may be unlawful. If =ou have received this communication in error, please notify us immediat=ly by return e-mail or by e-mail to jeevacation@gmail.com <mailto:jeevacation@gmail=com> , and destroy this comm=nication and all copies thereof, including all attachments. copyright -=11 rights reserved

4