<table><tr><th>From:</th><th>Daphne Wallace</th></tr><tr><td>Sent:</td><td>Wednesday, April 24, 2019 9:39 PM</td></tr><tr><td>To:</td><td>michael glidden; Stephanie Remington; Patrick Cena; Rich Kahn; ann rodriquez; Karyna</td></tr><tr><td></td><td>Shuliak </td></tr><tr><td>Subject:</td><td>Shipping Updates - April 24, 2019</td></tr></table>

Greetings Mike, <=div>

Arrived/Sailed/Booked to Sail BOL 13679739 - T=ylor, Cotton, Ridley - (17) SPECIAL LITE DOORS, (1) QUONSET DOOR and hardw=re RO and Mechanical Buildings - on STT =C2 =A0 4/23 - cleared, off-loaded, ready for pickup </=iv>

BOL 1=692735 - Gemini Seawater Systems - RO flex conduit - on STT 4/23 =AO- cleared, off-loaded, ready for pickup=/span>

aiv> - Arabian Majlis and Silk Carpets - at Zorro Ranc=

BOL 13614385=C2 - 2017 Can-Am Maverick - at Zorro Ranch

BOL 1367=224 - Palmco - 5 - 40' racks of palms - on L.S1 =/div>

BOL 13675236 - Palmco - 2 - 40=#39; racks of palms - on LSJ

BOL 13691950 - on LS1 =AO Kitchen Solvers of Miami - (4) Quartz slabs,=(4) Kohler sinks for LSJ =C2 Ubiqui=i Networks - Parts/supplies for LSJ Network System project =C2 =AO Broward Motorsports - Parts for 2017 Polaris Ranger=1000XP AN =AO Broward Motorsports - Parts fo= 2016 Honda Pioneer

BOL 13685993 - Brown Jordan - (2) Tru= refrigerators for Tiki Hut kitchen project - on LSJ

aiv> Four Star Cargo 5872211- Frank & Jimmies Propeller - (2) new =ropellers for Big N - on PR 4/22

BOL 136952=8 - Reddick Equipment Co. - (1) 100 =allon 2 wheel trailer sprayer, (1) 50 gallon 2 wheel trailer sprayer - sch=duled to sail 4/26 - EDA on

=AO STT 4/30

BOL 13677820 - EBL Watercraft - GIBBS Quadski to be returned to de=ler for repairs per JE - in PPB 4/23 - Lund & Pullara will clea= - EBL

## =AO Watercraft will pick up once r=leased

BOL 13623863 - =ail date 5/5 - EDA in Le Havre France 5/19

BOL 13640387 -=2019 Freightliner 1225D dump truck - carrier picking up 5/24 in AL - EDA t= Tropical FL pending

BOL 13665718 - Warren CAT - (1) Caterpillar CS54B Roller with S=ell Kit - NOW EDA to ready to ship from TX 4/25

Awaiting Delivery to Tr=pical - Or to LSJ via FEDEX, ETC. =AO GEI Works - Type 2 HD Permeable Silt Barrier for=GSJ - purchased 4/8 - Lead time 4 weeks - EDA to ready to ship to Tropical=FL 5/10

American Export - L51 GYM=Doors & Windows replacement - purchased 4/10 - Lead time 4-5 weeks - E=A to ready to ship to Tropical FL 5/17

Fletcher Larkin Building Supplies - (4) cement bag f=r construction stock - purchased 3/5 - EDA to Tropical FL pending

Innovation Solar Garden Products - (2000) Garden lights - =n production - Lead time 11 weeks (55 days) - EDA to MIA 38 days - E=A to SIT June 2019

<=span>

Buck Steel - Project B536=53 Order - 40 x 60 Steel building replacement for Heavy machinery storage = Engineering Deposit paid 4/18 - EDA to =C2 =AO Tropical FL pending