To: Jeevacation Epstein[jeevacation@gmail.com]
Cc: ██████████████████████████; Gary Kerney[████████████████████████████
From: Shelley
Sent: Sat 5/8/2010 1:24:06 PM
Subject: Fwd: minutes of 5/6'10

with decision on time frames for next round of drawings, plus..

Begin forwarded message:

From: "Gary Kerney" <>
Date: May 7, 2010 3:17:27 PM EDT
To: "Jeffrey Epstein" <jeevacation@gmail.com>
Cc: 
Subject: minutes of 5/6'10

Agenda visit 5/6/10 WITH MINUTES 5/7/10

Master suite

1. Shower/steam design put chair in tiki hut from master bed into the bathroom

## <u>RECIEVED FINAL PLANS</u>

2. white tassos in steam/shower a.white glass in dressing room cost $ 55,000 5 months lead time plus install and shop drawing time b.Tassos in dressing room cost $ 30,000 2 months delivered and installed

## <u>SEE 1</u>

3.tub and room design

## DESIGN PENDING

4.arch openings between bed and bath

## KEEP

5.wood flooring design, coral gone on dressing room floor

## <u>SEE 1</u>

6.treatment of bedroom walls

## <u>PLASTER THEN ROBERT WILL DECIDE ON FINAL</u>

7.door review?

## <u>ROBERT TO FORWARD PLAN MAY CLOSE OFF DOORS ON WEST</u>

## <u>ROBERT TO FORWARD PLAN MAY CLOSE OFF DOORS ON WEST</u> (cont.)

8.tv location decision made to not put desk in tiki hut back into bedroom

## <u>SEE 8</u>

Library

courtyard design

<u>GAVE ROBERT AS BUILTS AND REVIEWED ALTERNATIVE MATERIALS TO MAKE DESIGNS Ready by May 11- 12th</u>

Kitchen

1.interior design

<u>SENT CAD DRAWINGS TO ABRAM,AND WENT OVER FUNCTION WITH BRICE, ROBERT TO PRODUCE DESIGN DRAWINGS Ready by May 17 - 18th for view, review in NY if possible</u>

<u>2.COLUMN DECISION Ready by May 11-12th</u>

<u>ROBERT TO DO TWO OR THREE ALTERNATIVES IN PHOTO SHOP GARY TO PRICE</u> 

<u>1 KEEP ARCHES WITH PLASTER COLUMNS</u>

<u>2 KEEP ARCHES WITH PLASTER COLUMNS AND STONE BASE</u>

<u>3 REMOVE ARCHES AND NEW STONE COLUMNS</u>

Cottages

1. Door approval

## DONE

2. Shower decision

a.fully enclosed stone and tiled, seems to tight to me

b.collum plus roof and screen seems right

## <u>ROBERT TO SKETCH UP PLAN .GARY TO PRICE</u>

3.Abram gave us direction on elect. how about TV?data ect.

4.design for vanities to replace pedestal sinks and any change to bath rooms(currently none in budget)

## <u>ROBERT TO FORWARD PLAN/SPEC</u>

Site

1.review wall progress

2.Get everyone thinking about walk from kitchen to master to library

## <u>ROBERT TO FORWARD PLAN/SPEC</u> (cont.)

## <u>WE REVIEWED THE SKETCHES AND ROBERT TO REFINE PLAN</u>

Gensler

# <u>WE REVIEWED ROBERTS PLAN FOR THE THEATER /POOL AND HE WILL REVISE AND FORWARD TO ME TO STAKE OUT To be viewed on May 14th</u>

CZM Dejongh

Jeffrey last time we didn't get to tiki, pool pavilion, kite house, entry, plaza, theater and indoor pool with Robert and you together

Publisher and Editor-in-Chief
Chocolate Sauce,
"Nourishing the Inner Worlds of Children"