<table><tr><th>From:</th><th>Larry Visoski</th></tr><tr><td>Sent:</td><td>Wednesday, December 28, 2016 7:47 PM</td></tr><tr><td>To:</td><td>Je vacation; Rich Kahn</td></tr><tr><td>Cc:</td><td>Daphne Wallace</td></tr><tr><td>Subject:</td><td>Nautica update</td></tr><tr><td>Attachments:</td><td>IMG_004SJPG; Untitled attachment 00260.txt</td></tr></table>

## Jeffrey

Custom Rear bench under fabrication, -Rear passenger cabin paint will be applied today„ except for floor non-Ski= which will be sprayed after rear bench fitting, rear bench completion Jan 6=h„ -cockpit will be sprayed tomorrow., -touch up and finishing paint work by end of next week, Jan 6th.,

## Schedule

Jan 6th boat placed on Trailer and moved outside„ Jan 9th -13th tubes installed in conjunction with new bow rails, bilge pump a=d lower units reinstall. Generator wiring and air-conditioning functional t=st., Week of Jan 16th sea trial,. Ship boat Week of Jan 23rd.,

I apologize on how long this project has taken.
I still believe the finish product will be worth the wait,

Thx
Larry