<table><tr><th>From:</th><th>brice gordon</th></tr><tr><td>Sent:</td><td>Tuesday, January 10, 2012 4:02 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Cc:</td><td>TOM MELNIICK; Darren Indyke</td></tr><tr><td>Subject:</td><td>VI Gunite</td></tr></table>

FYI

Tom, Darren and I spoke with Rex this morning

c=iv>Continent on blue plaster availability for flag pool, which will be con=irmed 2 pm today AST

recommend this basic schedul= starting this week green light material order/empty pool- 3 wks f=r tile main compound pool delivery, 2 weeks blue plaster flag pool heater relocation and start flag pool refurbishment replaster =lag pool/ fill main compound material arrives/empty main compound pool tile main compound pool/ fill

7 - 8 week duration total for =oth pools

work schedule, if required 7 days a wee= with option to start early and finish later than 4pm

payment schedule will be confirmed=once availability of plaster is confirmed today are you ok with =his please advise

Brice Gordon
Little Saint James
USVI

--20cf307ca02c16c5bf04b62ea37f-- date-last-viewed 0.0 date-received 1326211327 flags 8623750145 original-mailbox imap://jeevacation@imap.gmail.com/%5BGmail%5D/All%20Mail remote-id 200719