<table><tr><th>From:</th><th>Larry</th></tr><tr><td>Sent:</td><td>Tuesday, May 16, 2017 1:43 AM</td></tr><tr><td>To:</td><td>Je vacation</td></tr><tr><td>Cc:</td><td>Rich Kahn</td></tr><tr><td>Subject:</td><td>Fwd: 41 Nautica Photography Link</td></tr></table>

Jeffrey

Attached are full set of photos, before and after, and work prog=ess, to complete the additions you requested during your last visit., =div id="AppleMailSignatureu>May 29th completion ,. I'd like to accomplish=one more sea trial before shipping., Again, I apologize on the length of t=e project, there is no excuse, The Fiberglass Shop does Great work,. I'm pl=ased with the finishing work.

I s=ill say,. You will be pleased with this boat when completed.

Dear Larry,

Attached below please find t=e digital photography links of progress work executed on the 41Nautica, th=se where supposed to have been sent last Monday 8th. Of May, unf=rtunately we have a new office manager who is still finding "His Fe=t" with the company...

The stainless work according to Sergio w=Il be delivered next Wednesday 24th. Of May for installation.

Rega=ding the ceiling panels as you can see in the photography are complete and w=II go to paint within the next couple of days.

We are manufacturing a new cus=om fiberglass panel for fabrication of the port and starboard aft cockpit c=rners and section above the sliding doors, these should be cut by Friday an= going to paint on Monday.

The entire interior of the cockpit surfaces have b=en sanded, filled and fared and are in primer.

The middle aft deck seat has b=en altered and painted as well as the aft seat back rest, these are both in=talled.

The starboard boarding ladder arrived from our supplier on Friday and=will be secured tomorrow.

Steering wheel has been ordered as is in route and s=ould be here by Friday / Monday.

The mold for the sky light is being fabricat=d by the carpenter and will be completed ready for paint on Friday.

As for a c=mpletion time including the breaking down of the enclosure and scaffold we w=ll be ready by the Monday
29th. Of May.

Warmest regards.=/span>

Richard.

&nbs=;

The Fiberglass Shop of Ft. Lauderdale Corp.=/o:p>

2001SW 20th Street, Bay 120

Fort Laude=dale, FL 33315

954-533-3245 (office)

954-368-=177 (fax)

41 Nautica Scaffold and secure vessel

https://goo.gl/photos/Sds9ZabeaBiQASR4A <https://goo.gl/photos/Sds9Z=beaBiQASR4A>

41Nautica=- High Density Foam Strips on Cockpit

https://goo.gl/photo=/J63SaMbfnsCFgdg57 <https://goo.gl/photos/J63SaMbfnsCFgdg57>

- 41 Nautica - Toe Rail Improvements

https://goo.gl/photos/8cdHGwFUHoquu2Af6 <https://goo.gl/photos/8cdHGwFUHoq=u2Af6>