To: Jeffrey Epstein <u>'eevacation mail.com</u>
Cc: William Rowle
From: Gary Kemey
Sent: Tue 11/16/2010 7:12:50 PM
Subject: cottages/schedule

schedule

the new cottage marble vanity tops will be in the 30th

the replastering of the walls for Ion are complete in cottage 3 today and by the 30th cottages land 2 walls will be replastered Ion could start painting then.

when you are here if you select the base board dim. we can have the master bedroom ready for Ion 5 days after the base is decided.

Question: does Ion continue on the library or go to the master and cottages