<table><tr><th>From:</th><th>Daphne Wallace</th></tr><tr><td>Sent:</td><td>Saturday, December 15, 2018 9:18 PM</td></tr><tr><td>To:</td><td>michael glidden; LSJ GSJ; brice gordon; Rich Kahn; Kyle reavis; Karyna Shuliak;</td></tr><tr><td></td><td>arlos Rodriguez</td></tr><tr><td>Subject:</td><td>Shipping Updates - December 15, 2018</td></tr></table>

Greetings Mike,

Arriv=d/Sailed/Booked to Sail

BOL 13458200 - on STT 12/2 - on LSJ

4,=A0 - Brown J=rdan - Cabinets/Appliances for LSJ Tiki Hut kitchen (0=A0 =C24it- Restoration Hardware - (2) Mirrors for LSJ Tiki Hut Q=A0 =C24k- Home Depot - INV. H3501-124321- Bosch panel ready dishwasher and a=sembly kit

for LSJ Main Kitchen

BOL 13464323 - on STT 12/6 - on LSJ

=A0

=C2? - IKEA household items

=C2�>

- SiteOne Landscape - irri=ation parts

l>=A0 - Home Depot - INV. H3501-124037 - Bosch pa=el ready dishwasher and assembly kit for LSJ

Main Kitchen

<=blockquote>

BOL 13438960 - Warren Cat - Caterpillar Model 325FL Excavato=, Bucket and Claw - on LSJ

BOL 13480186 - INYO Pools - (1= Pentair Heat Pump - on STT 12/11 - cleared - awaiting pickup <=lockquote class="gmail_quote" style="margin:0px 0px 0px 0.8ex;border-l=ft:lpx solid rgb(204,204,204);padding-left:lex">

## BOL 13456502

BOL 13463831- Gemini Seawater System= - (2) pallets Sulfuric Acid - on STT 12/11 - cleared - awaiting pickup

BOL 13484984 - R=storation Hardware - (2) Ottomans, (1) Dresser for LSJ Staff Cottage - on =TT 12/17 - CARLOS will coordinate clearance

1>=A0 BOL 13484056 - Petersen Furniture - (2) pairs of Stainless Steel =quotff End" Table Bases for the LS1 Main Compound Kitchen Table - on =11 12/17 -

Q=A0 CARLOS will coordinate =learance

BOL 13484463 • Pools Supply=World - (2) Hayward 2025ADC Pool Cleaners • booked to sail 12/14 • EDA on =17 12/19

BOL 13474168 - Warren CAT -=Caterpillar 325 Hammer - booked to sail 12/14 - WA on S17 12/19

BOL 13497189 - Absolute Hardwood Flooring - cr=te of used tools - booked to sail 12/20 - EDA in PPB 12/26

## BOL 13456502 (cont.)

<=div> BOL 13496655 - JCH - EGS Controls - INVOICE pendingadiv>

BOL 13474139 - Warren CAT - Caterpillar 272 Skid Steer - a= Tropical FL - will sail when space is available Awaiting Delive=y to Tropical - Or to LSJ via FEDEX, ETC

=C24, Duc Duc - (3) Queen Canopy Beds - EDA to ship out pending - awaiting=confirmation from DUC DUC

Alberto Pinto - Curtains, Curta=n Rods, (2) Lamps - EDA to SIT via AA 12/11- awaiting confirmation from B=B LYNCH MOVERS

4,=A0Awntech Corporation - (2) Awnings, one for the Flagpole Pool and Main Co=pound Pool Shelters - purchased 11/30 - EDA to Tropical FL by 12/18 adiv>

SiteOne Landscape - (160) LESCO 8-2-1=/(196) Magriculture Mg Sulphate - purchased 12/14 - EDA to Tropical FL by =2/28

Luli Pools - Muriatic aci=/Alkalinity Up/Refresh Shock pool chemicals - purchased 12/15 - EDA to Tro=ical FL by 12/28 Wildflo=er Meadows - (20) Rubber Speed Bumps, accessories - purchased 12/13 - EDA =0 Tropical FL by 12/28

Gemini Seawater Systems - Replacement of the Seawater Supply =umping Station - payment made 10/14 - Lead time 6-8 weeks

Gemini Se=water Systems - 25K GPD Containerized Seawater RO System for GSJ - contain=r delayed - NOW EDA to Tropical FL 1/21-1/25/19

Stark Carpet - LSJ Custom Carpet reques=ed by JE - purchased 12/5 - Lead time 8-9 weeks

=div> Taylor, Cotton, Ridley - (17) SPECIAL LITE DOORS and har=ware RO and Mechanical Buildings - purchased 12/11 - Lead time 8-10 weeksadiv>

Warren Power - (2) D 175-8 Electric Generators for LS1 - a=aiting - Lead time 12-13 weeks