<table><tr><th>From:</th><th>Daphne Wallace &lt;</th></tr><tr><td>Sent:</td><td>Tuesday, May 14, 2019 6:34 PM</td></tr><tr><td>To:</td><td>michael glidden; Stephanie Remington; Patrick Cena; Rich Kahn; ann rodriquez; Karyna
Shuliak; Carlos Rodriguez</td></tr><tr><td>Subject:</td><td>Shipping Updates - May 14, 2019</td></tr></table>

Greetings Mike, <=div>

STT It=ms for transport to LSJ via Little C

<=iv>ABC Nursery Plants=C2 - (25) Sea grapes, (20) tree braces for LSJ - purchased 5/13 - ready =or pickup

Arr=ved/Sailed/Booked to Sail off-loaded, BOL 13713967 awaiti=g - Fletcher pickup Larkin Building Supplies - (12) cem=nt bags for construction stock - on STT 5/11- cleared,

BOL 13720832 - =n 5115/11 - cleared, off-loaded, awaiting pickup =C2 =AO- GEI Works - Type 2 HD Permeable Silt Barrier for GSJ <=pan style="color:rgb(0,0,0)"> =C2 - American Expo=t - LSJ GYM Doors & Windows replacement

BOL 13723585 - Lewis Marine - dock lin=s - on 511 5/14 - awaiting corrected invoice before clearing

BOL 13640387 - 2019 Freightlin=r 1225D dump truck - on 5115/12 - will clear, register 5/16 f=r pickup over the weekend

BOL 137=6604 - Tiki Shack Importers - (70) r=lls of Thatch - scheduled to sail 5/15 - WA on STT 5/18 =br>

BOL 13665718=- Warren CAT - (1) Caterpillar CS54B Roller with Shell Kit - at Tropical F= 5/9 - scheduled to sail 5/17 if space is available BOL 13677820 -=EBL Watercraft - GIBBS Quadski returned to dealer for repairs per JE =/span>- at EBL Watercraft in FL

BOL 136=3863 - 2015 GMC Yukon Denali (J=) - sailed 5/6 - EDA in Le Ha=re France 5/26

Awaiting Delivery to Tropical - Or to LSJ via FEDEX, E=C. H=ngar Door Specialists - TWA hangar door repairs - materials delivered to T=opical FL 5/9 - scheduled to sail 5/15

Wayfair - (100) Pure =arden Solar Path Bollard LED Pathway Lights, per JE - shipped 5/10 - EDA t= Tropical FL 5/15

BeverageFactory=com - Summit Appliance Commercial Outdoor Freezer for Tiki House - purchas=d 5/9 - NOW EDA to ship to Tropical FL 5/15

Innovation Solar Garden Products - (2000) Garde= lights - production completed - ETD China 5/14 - EDA to MIA 45 days - =AOEDA to SIT NOW July 2019<=div>

Tropicars - (3) 2019 Polaris Ranger EV, rust proof-rig kit included - purchased 5/10 - Lead Time 12 weeks - EDA ready to ship =12

Buck Steel - Project BS36653 Order - 40 x 60 Steel building replace=ent for Heavy machinery storage - Engineering Deposit paid 4/18 - EDA to T=opical FL pending