<table><tr><th>From:</th><th>Richard Kahn</th></tr><tr><td>Sent:</td><td>Wednesday, May 20, 2015 2:16 PM</td></tr><tr><td>To:</td><td>jeffrey E.</td></tr><tr><td>Subject:</td><td>Fwd: Proposed Schedule for Better Roads Paving Project - April 8, 2015</td></tr></table>

attached was daphne proposed schedule for asphalt and =arging

please note =oyson has commitments for beginning of july with st john =estival

please =dvise if we should tweak for mid July / august 2015 thank you

Richard Kahn

Richard Kahn
HBRK Associates Inc.
██████████████████████

Forwarded message =---------

From: Daphne =allace

Date: Wed, =pr 8, 201 at 4:20 PM

Subject: Proposed Schedule for =etter Roads Paving Project - April 8, 2015

To: Jeffrey =pstein <jeevacation@gmail.com <mailto:jeevacation@gmail.com>>

Greetings=Sir,

As =romised, for your review and comments, is a summary of a proposed plan =nd schedule for the Road Paving =roject:

Week of =onday, June 8, 2015: Better Roads will mobilize =heir equipment and lighter materials, using Boyson, spend =his first week prepping, to begin laying the asphalt the week of June =5th.

Big N =ould be the auxiliary vessel for transportation throughout the work day =n the event Better Roads needs an extra load for that day, or =f they need to transport support equipment.

Better Roads will coordinate with L.S1 on transportation needs. In the event that Big N is not =vailable, we will work the extra trips in to Boyson's =chedule.

Presuming=that the scope of the project is still the same, Better Roads estimates=transporting 75-80 truckloads of asphalt in total for the project. They =ill need 5-7 truckloads per day. Better Roads has =lanned a 5 day per week schedule, and will leave Saturdays and Sundays =or "rain days".

Boyson can move 2-3 trucks per trip. To =atch the high tide, Better Roads will be at Red Hook at 6:30 am with all 6 =oads. Boyson will take the first =roup (2-3 trucks), turn right around and deliver the second group, and = third group if needed. Boyson would then come back before the end of the =ay to return the 6 trucks to STT.

Better Roads will =eserve the trucks for this job only, so that Boyson does not have to make extra runs to return =mpty trucks for other jobs on STT.

Better Roads was =sked, and they are willing to transport materials and/or supplies back =rom LSJ on return trips to St. =homas.

The =roposed schedule outlined for your review is as follows:

Week 1: =onday, June 8 to Friday, June 12 - Using Boyson -Better Roads mobilizes equipment to LSJ, complete prep =ork on LSJ

Week 2: =onday, June 15 to Friday, June 19 - Using Boyson -Better Roads paving (30 loads)

Week 3: =onday, June 22 to Friday, June 26 - Boyson

- =etter Roads (30=loads)

Week 4: Monday, June 29 to Wednesday, July 1- Boyson - Better Roads (20 loads)

Respectfully submitted,

Daphne