To: JEE[jeevacation@gmail.com]; Brice G. Schoettle[]; Emad Hanna

Doug

From: curtis

Sent: Tue 6/9/2009 1:30:12 PM

Subject: Re: Master Bath & Bed

Title: Rc: Master Bath & Bcd #2 cabana gutted 8 +- months ago

On 6/9/09 9:22 AM, "curbs" wrote:

• April 4th - CZM permit start up was required— exterior demolition and plant clearing, silt fencing.

• April 27th — 28th Master Bathroom taken apart — during inventory of Bedroom/Bathroom

• Sinks outside for no good reason — but they are undamaged and will be properly stored.

• We can begin - Master bath foundation, walls, electrical and plumbing roughing when you give us the go ahead, Building Permit received last week.

• Exterior column design unclear.

• Details & specifications based on exactly what you had before — we can complete most issues with this information — No Designer on Board.

• We can reused — Vanities which are in fine shape — shower doors to speed schedule forward -

• Need budget approval to allocate funds — order long lead

On 6/9/09 8:05 AM, "JEE" <u><jeevacation@gmail.com></u> wrote:

when was my master bathrroom taken apart„ why are the sinks outside for weeks on end ? when was the cabana taken down„ when is the master bath project actually going to begin„