<table><tr><th>From:</th><th>Jeffrey Epstein &lt;jeevacation@gmail.com&gt;</th></tr><tr><td>Sent:</td><td>Tuesday, December 10, 2013 8:44 PM</td></tr><tr><td>To:</td><td>Eric Roth; Ivjet; Richard Kahn</td></tr><tr><td>Subject:</td><td>Re:</td></tr></table>

you were going to give me options for entertainment, =three times already, so far nothing with prices and or schedules. =AO. please provide today. it should not be larrys responsibli=y we paid 50k for the system that is faulty, . please call the sh=de man place again, telling me we called but have not heard back is sil=y.

On Tue,=Dec 10, 2013 at 3:35 PM, Eric Roth •> > wrot=:

December 9, 2013

Air Gaspers -

Squawk: Cabin area air gaspers do not sea= 100% and the pressure causes a "hissing sound".

Status: Larry has procured gaspers =nd plenums. We noticed that they did not come with the wire clamps, so =e will have to order them for you. We shipped one gasper overnight to L=rry for delivery on 12/10 so that he may show it to you to identify if you=want them plated or not.

Est. Time Required: Metal plating w=ll take approximately 10 — 12 days. Once gaspers are ready for instal=ation, Ill will require 3 -4 days to trim escutcheons and install the g=spers.

Upwash Lighting-

Squawk: Various light fixtures are inte=mittent.

Status: Each light bulb and associated power supply ballas= will need to be tested. Ill recommends replacing the light bulbs as a mea=s of testing and perhaps more importantly to have even coloration througho=t the cabin.

Est. Time Required: IJI will requir= 1— 2 days to troubleshoot. Dependent upon finding, it may take 1 =96 3 days to correct.

=A0

R/H #2 VIP Master Switch Panel-

Squawk: Client would like to have t=e R/H #2 master switch panel reworked by manufacturer to have it reprogram=ed to control the shades "ALL UP" and "ALL DOWN".

Status: The switch panel was going =o be removed at Gulfstream and sent to the manufacturer for a return on th= 20th and I found out today that this is not going to happen.=A0

Est. Time Required: Manufacturer ha= stated they will "commit" to a two (2) week turn around to reprogram =he panel and replace a few internal parts.

Window Sha=es-

Squawk:=A0 Pleated window shade material within the window panel assemblies in the=main cabin are "wrinkled" at the pleats.

Status: We sent an e-mail with phot='s and waiting for vendors response including downtime required.

<=>Est. Time Required: Waiting on vendor../b>

=A0

=/b>

Table Lid-

Squawk: Client would like to route the inbo=rd vertical surface to provide an easier opening of lid.

Status: Ill has identified M moon=shape and rectangular shape. Need JE decision..

Est. Time Requ=red: Route and paint to coordinate — 2 days.

=A0

=/b>

=A0

Maintenance Runne=-

Squawk: =Need to fabricate vinyl maintenance runner. eroth@int=jet.com <mailto::eroth@intljet.com> www.intljet.com <http://www.intljet.com/> =A0 jeevacation@gmail.com <http://twitter.com/#!/intljet> , and destroy this communication and all copies thereof, including all attachm=nts. copyright -all rights reserved