<table><tr><th>From: </th><th></th></tr><tr><td>Sent: </td><td>Saturday, August 8, 2015 1:18 PM</td></tr><tr><td>To: </td><td>NYC - Jeffrey Epstein</td></tr><tr><td>Cc: </td><td>NYC - Richard Kahn; Allenby, Leighton</td></tr><tr><td>Subject: </td><td>Paving project additional approval needed</td></tr></table>

Better Roads was never provided the plans submitted by woods/engineer Missing on bid: 32 Swales $42,486 3" crusher run base/1360 tons with trucking $90,712. Asphalt was $512,500 New Total $645,698

Time line addition 5 additional days for swales 12/15 days for crusher run Both swales/crusher 17/20 days on top of original timeline

If swales are put in after crusher run snd asphalt add $250 per swale x 32 ==$8,000.

Also LSJ staff has to put in silt fencing as per plan and permit

I received the correct plans with all this additional information a few days=ago. Better Roads said they were not given this info by woods. Woods did no= return Our call.

I strongly suggest doing these roads correctly. We will have a lot of washou=, undermining and cracking pavement if we do not do the swales in the crush=r run.

How do you want to proceed Call me if you need more clarification

Leighton Allenby
Director of Properties

<?xml version=.0" encoding=TF-8"?>
<!DOCTYPE plist PUBLIC "-//Apple//DTD PLIST 1.0//EN" "http://www.apple.com/DTDs/PropertyList-1.0.dtd">
<plist version=.0">
<dict>

<key>conversation-id</key>
<integer>107942</integer>
<key>date-last-viewed</key>
<integer>0</integer>
<key>date-received</key>
<integer>1439039886</integer>
<key>flags</key>
<integer>8590195717</integer>

<key>gmail-label-ids</key>
<array>
<integer>6</integer>
<integer>2</integer>
</array>
<key>remote-id</key>
<string>532924</string>

</dict>

</plist>