<table><tr><th>From:</th><th>Daphne Wallace</th></tr><tr><td>Sent:</td><td>Friday, June 19, 2015 1:44 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Cc:</td><td>ann rodriquez; Rich Kahn</td></tr><tr><td>Subject:</td><td>Barge return - June 19, 2015</td></tr></table>

Greetings Sir,

The realistic date for t=e return of Big N is Friday, July 31.

We spoke wi=h Gene this morning (Gene spoke with Boscoe last night) who summarized for=us the parts to be completed before the barge is ready for sea trials:

Old engines removed and stored

Engine parts=swapped from old engines to new ones New engines set in pl=ce (old engines loaded for return) Alignment Exhaust s=stem Wiring to the new engines Recondition the transmi=sion Replace the fuel lines Recondition the fuel=filters Sea trials

Gene does not forese= any catastrophic setbacks, but at this time he also does not see the comp=etion before the end of July.

When we speak with =oyson on Monday, I will request their barge for the mobilization of Better=Roads equipment, and that they work with us as auxiliary until Big N's=return, so this project's schedule is not derailed.

Respectfully, Daphne

<=>r>