To:

Jeffrey Epstein[jeevacation@gmail.com]

Cc:

<table><tr><th>Doug Schoettle I William Rowles</th></tr><tr><td>From: Gary Kerney
Sent: Sun 6/13/2010 2:34:57 PM</td></tr><tr><td>Status of projects and outstanding issues for Jeffrey <u>underlined</u></td></tr><tr><td>LIBRARY </td></tr><tr><td>Status interior</td></tr><tr><td>1.interiors complete by construction</td></tr><tr><td>Outstanding issues</td></tr><tr><td><u>1.ceilino treatment</u></td></tr><tr><td><u>2.cabinet finishes</u></td></tr><tr><td><u>3.floor finishes</u></td></tr><tr><td>Status exterior</td></tr><tr><td>1.courtyard paving underway complete by the July 31
2.irragation main ine underway complete by July 15</td></tr><tr><td>Outstanding issues</td></tr><tr><td><u>1.landscape plans</u></td></tr><tr><td><u>a.plants</u> </td></tr><tr><td><u>b.irracatiion plans</u></td></tr><tr><td><u>c.fightino</u> </td></tr><tr><td>2.Igala has trees tagged ready for delivery as soon as barge is ready</td></tr><tr><td>MASTER SUITE</td></tr><tr><td>Status interior</td></tr><tr><td>1.const under way subject to decisions being made should finish by Oct 31</td></tr><tr><td>Outstanding issues</td></tr><tr><td><u>1.steam bench</u></td></tr><tr><td><u>2.out side shower</u></td></tr><tr><td>3.lites over bed</td></tr><tr><td>4.lighting in bedroom</td></tr><tr><td>5.electrical in bath area</td></tr><tr><td>6.tub deck and surround</td></tr><tr><td><u>7.selection of wood floor</u></td></tr><tr><td>8.sourcing thassos slabs</td></tr><tr><td>9.powderroom vanity plan</td></tr><tr><td>10.shop drawings for stone</td></tr><tr><td>Status exterior</td></tr></table>

1.wall under way, complete by Aug 31

Outstanding issues

1.landscape plans, liting irr.

## KITCHEN

Status

1.assume we get permit by July 1 should be complete by Nov.31 Outstanding issues <u>1.kitchen design 2.stair and wall design to master</u>

LAUNDRY

1.assume we get permit July 1 should complete by Oct 31

COTTAGES

1.const underway should complete by Sept 30

Outstanding issues

1.shower design

MAIN HOUSE REMODEL

Status <u>no estimate to compleation til program complete</u>

1.courtyard side plan final,proceeding
2.roofing proceeding

Outstanding issues

<u>1.north side program</u>

MECHINICAL ELECTRICAL Status under way should complete by Sept 30 MECHANICAL DESAL Status under way should complete by Nov 30

## POOL/THEATER

<u>1.Gensler allow three months for plans</u>

<u>2.two months for permits Nov 30</u>