<table><tr><th>From:</th><th>Daphne Wallace</th></tr><tr><td>Sent:</td><td>Friday, March 22, 2019 10:46 PM</td></tr><tr><td>To:</td><td>michael glidden; Stephanie Remington; Patrick Cena; Rich Kahn; ann rodriquez; Karyna
Shuliak </td></tr><tr><td>Subject:</td><td>Shipping Updates - March 22, 2019</td></tr></table>

Greetings Mike, <=div>

Arrived/Sailed/Booked to Sail ABC Nursery - (45) Bougainvillea=, (12) Ficus - on LSJ

BOL 13641679 - EDA on STT 3/=4 - pre-cleared 3/21 - LSJ will pick up next week once available
=        Traffic Safe=y Store - (10) 8' Plastic Speed Bumps
=A0       AG-PRO - JD 6130M Tract=r

BOL 13614385 - 2017 Can-Am Maverick - ship to Zorro R=nch per JE - in PPB - CPB cleared - Tropical Shipping released -

=A0Lund & Pullara =C2 =AO arranging=transport from FL to NM

Full Compass Systems - (2) Speakers, (2) Subwoofers=perJE - at PB House 3/20 - will come to LS1 on the plane =/div> IBU Gallery - "Pina" =ean Grisoni table for the Library - NOW WA on STT 3/26 via Amerijet - wil= clear once paperwork is available from Bob Lynch

BOL 13610808 - EDIC Carpet Sh=mpoo Machine - ship to NY House per JE - in PPB - CPB cleared - Lund &=Pullara will arrange transport

=C2 from FL to NY once available for p=ckup from Tropical Shipping

<=font>

BOL 13611379 - Arabian Majlis and Silk Carpe=s - ship to Zorro Ranch per JE - in PPB - CPB cleared - Lund & Pullara will arrange transport

=AO from FL to ZM once avai=able for pickup from Tropical Shipping

BOL 13623863 - =A02015 GMC Yukon Denali (JE) - in PPB 3/1= - Lund & Pullara will ar=ange transport from FL to Par=s once shipment released from =C2 =A0CBP hold

BOL 13647052 - Electric Barg=in Store - (25) Focus Industries PGL-02 BRT Putting Green lights - at Trop=cal FL 3/21- scheduled to sail 3/27

BOL 13648301=- John C. Cassidy - 3 Ton Trane unit for (Si Master Bath - at Tropical FL =122 - scheduled to sail 3/27 BOL 13632967 - Shield Up - (2) Gable Pod Roof kits for GSJ Chr=stmas Cove Containers - purchased 2/22 - Hardware received at Tropical FL =/14 - =C2 Structure EDA to Tropical FL still=pending

<=div>

BOL 13640387 - 2019 Freightliner=122SD dump truck - purchased 3/18 - EDA to ready to ship 4/2 <=iv> Awaiting Delivery to Tropi=al - Or to LSJ via FEDEX, ETC. <=span>

Coastal Construction - (150) 6-s=ck Chromix in Sombrero Buff for (Si road projects - purchased 3/4 - WA to=Tropical FL UNKNOWN

Home Depot - (15) Global Door Oil Rubbed Bronze Steel=Spring Hinges (3 pk) - Carluz to ship to STT via USPS

Home Depot - =12) Low-Voltage 900 watt Landscape Transformers - purchased 3/6 - NOW EDA =o Tropical Shipping 3/26

Home Depot - (60) Lum=ns overhead lights, (30) Progress light sconces - purchased 3/6 - NOW EDA =o Tropical Shipping

3/26

Home Depot - (6) Rheem Water Heaters - purchased 3/6 - NOW EDA to =ropical Shipping 3/26

Ame=ican Export - (2) 55 gallon drums Rust Bandit - purchased 3/18 - EDA to re=dy to ship 3/22

Taylor, Cotton, Ridley - (17) SPECIAL LITE DOORS and hardware RO and =echanical Buildings - purchased 12/11 - Lead time 8.10 weeks - EDA to read= to ship 3/25

Tropicars - (1) 2019 Polaris Ranger EV electric vehic=e with roof, full windshield - Rust Proofing 3/23 - EDA to Tropical FL 3/2=

American Export - Red Ced=r Lattice for LSJ Tiki Hut project - purchased 3/12 - Lead time 10 busines= days - EDA to ready

to ship 3/27

Gemini Seawater Systems - 25K GPD Containerized Seawater =O System for GSJ - EDA to Tropical FL 4/10

United Rentals - (1) JLG =00AJ Boom Lift with 36" man basket, sand tires - purchased 1/31- Lea= time 8 weeks - EDA to ready to ship 3/29

Reddick Equipmen= Co. - (1) 100 gallon 2 wheel trailer sprayer, (1) 50 gallon 2 wheel trail=r sprayer - purchased 1/28 - NOW EDA to ready to ship 4/5

Warren CAT - (1) Caterpillar CS54B Ro=ler - purchased 1/29 - Lead time 8 weeks - EDA to ready to ship 4/5=/div>

American Export Company - (2) 96"x 96" Sliding Glass Doors =or Five Palms - purchased 3/5 - Lead time 6 weeks - EDA to ready to ship 4=16

Fletcher Larkin Building Supplies - (4) cement bag for cons=ruction stock - purchased 3/5 - WA to Tropical FL pending

Innovation Solar Garden Products - (2000) Garden lights - purchased 1=/28 - NOW production begins 2/20 - Lead time 11 weeks (55 days) - ED= to MIA 38 days - EDA to STT June 2019