| Field | Value |
|---|---|
| To | michael glidder[redacted]; Rich Kahn[redacted]; ann rodriquez[redacted]; Patrick Cena[redacted]; Karyna Shuliak; Lesley Groff[redacted]; Stephanie Remington[redacted] |
| From | Daphne Wallace |
| Sent | Tue 5/28/2019 10:13:42 PM |
| Subject | Shipping Updates - May 28, 2019 |

Greetings Mike,

## Arrived/Sailed/Booked to Sail

BOL 13713967 - Fletcher Larkin Building Supplies - (12) cement bags for construction stock - on STT 5/11 - cleared, off-loaded, awaiting pickup

BOL 13720832 - on STT 5/11 - cleared, off-loaded, awaiting pickup
- GEI Works - Type 2 HD Permeable Silt Barrier for GSJ
- American Export - LSJ GYM Doors & Windows replacement

BOL 13640387 - 2019 Freightliner 122SD dump truck - on STT - registered, parked, awaiting transport over to LSJ

BOL 13734465 - on STT 5/22 - cleared, off-loaded, awaiting pickup
- Tiki Shack Importers - (70) rolls of Thatch
- Wayfair - (100) Pure Garden Solar Path Bollard LED Pathway Lights, per JE

BOL 13665718 - Warren CAT - (1) Caterpillar CS54B Roller with Shell Kit - on STT 5/22 - cleared, awaiting pickup

BOL 13745848 - on STT 5/28 - cleared, awaiting pickup
- BeverageFactory.com - Summit Appliance Commercial Outdoor Freezer for

Tiki House

- Home Depot - H0220-160458 - (2) Samsung washers and (2) Samsung dryers for LSJ

BOL 13677820 - EBL Watercraft - GIBBS Quadski returned to dealer for repairs per JE - dismantling in progress - NOW initial findings by 5/31

BOL 13623863 - 2015 GMC Yukon Denali (JE) - EDA in Le Havre France 5/26 - awaiting confirmation of arrival

<u>AN  aiting Delivery to Tropical - Or to LSJ via FEDEX. ETC.</u> ABC Nursery <u>-</u> (50) White Oleanders, (200) White Fountain grass, (12) Ficus trees - EDA on SIT 5/28 - EDA ready for pickup 5/31

Tropicars - (3) 2019 Polaris Ranger EV, rust proofing kit included - units received at shop 5/23 - rust proofing 5/31 - EDA to Tropical FL 6/7

Online Fabric Store - (5000) yards Jute Erosion Control Cloth, selected by JE - purchased 5/28 -

## Arrived/Sailed/Booked to Sail (cont.)

EDA to Tropical FL 6/7

JCH - Final Cistern Pump for LSJ - ordered 5/24 - Lead time 6 weeks - EDA to Tropical FL 7/10

Innovation Solar Garden Products - (2000) Garden lights - sailed from China 5/21 - EDA to MIA 45 days (7/3) - NOW EDA to STT 7/27

Blue Ocean Tackle Inc - (4) Ocean Guard Netless Fenders for Big N - purchased 5/24 - Lead time 10 weeks - EDA ready to ship 8/2

Buck Steel - Project BS36653 Order - 40 x 60 Steel building replacement for Heavy machinery storage - Approved and Signed Plan Drawings submitted 5/24 - Authorization to Release submitted 5/28 - Lead time 12 weeks - EDA to Tropical FL 8/23