<table><tr><th>From:</th><th>Daphne Wallace st</th></tr><tr><td>Sent:</td><td>Monday, June 15, 2015 5:12 PM</td></tr><tr><td>To:</td><td>jeffrey E.</td></tr><tr><td>Cc:</td><td>ann rodriquez; Richard Kahn</td></tr><tr><td>Subject:</td><td>Re:</td></tr></table>

Greetings Sir,

1. Schedule for roads (a=phalt/cement): Big Sam is to come over to see you and site visit tomorrow =o discuss asphalt and cement options. Anna is waiting on a time for =ou.

2. Bedroom floors: Pokey is ready to start on=August 1. This gives Anna and crew time to secure and clear the spac=s out for the work to commence. All materials needed for the two spa=es are on LSJ in storage. Project is scheduled for 4 weeks - August =-28.

3. Jaredian Engineering: I have a call=in to John for this afternoon to advise on the projects and schedule and h=w to proceed.

4. Barge Return: Tentative sc=edule as of today is pickup of engines from vendor 6/18, sail from FL 6/24= arrive on STT 6/27, clear and deliver to Subbase Drydock 6/29, remove and=install and connect 6/30-7/3. Test-launch week of 7/6/15.

Respectfully, Daphne

On Mon, Jun 15, 2015 at 11:59 AM, jeffre= E. <jeevacation@gmail.com <mailto:jeevacation@gmail.com» wrote:

i woudl like a schedule for roads. *=A0 asphalt / cement . bedroom floors. = jaredian engineergin.. barge return.



please note

The information contained in this communication =s confidential, may be attorney-client privileged, may constitute in=ide information, and is intended only for the use of the addressee. It =s the property of JEE Unauthorized use, disclosure or copying of thi= communication or any part thereof is strictly prohibited and may be=unlawful. If you have received this communication in error, please noti=y us immediately by return e-mail or by e-mail to jeevacation@gmail.com <mailtolee=acation@gmail.com> , and des=roy this communication and all copies thereof, including all attachment=. copyright -all rights reserved