<table><tr><th>From:</th><th>Daphne Wallace &lt;</th></tr><tr><td>Sent:</td><td>Friday, May 10, 2019 11:22 PM</td></tr><tr><td>To:</td><td>Stephanie Remington; michael glidden; Patrick Cena; Rich Kahn; ann rodriquez; Karyna</td></tr><tr><td></td><td>Shuliak; Carlos Rodriguez</td></tr><tr><td>Subject:</td><td>Shipping Updates - May 10, 2019</td></tr></table>

Greetings Stephanie,

S=T Items for transport to LS1 via Little C </=iv> ABC Nursery Plan=s - Chris requested (25) Sea grapes, palm braces for LSJ- pur=hase pending

=rrived/Sailed/Booked to Sail BOL 13677820 =A0- EBL Watercraft - GIBBS Quadski returned to dealer for repairs per JE=C2 - at EBL Watercraft in FL

<=pan style="background-color:rgb(255,255,255)">BOL 13623863 -=C2 2015 GMC Yukon Denali (JE) - </=pan>sailed 5/6 - EDA in Le Havre France 5=26

BOL 13640387 - 2019 Freightliner 122SD dump truck - sailed 5/8 - E=A on STT 5/12

BOL 13713967 - Fletcher Larkin Building Supplies - (12) ceme=t bags for construction stock - sailed 5/8 - EDA on SIT 5/12 <=iv>

BOL 13720832 - s=iled 5/8 - EDA on SIT 5/12

=C2 - GEI Works - Type 2=HD Permeable Silt Barrier for GSJ =AO - American Export - LSJ GYM Doors &=Windows replacement

BOL 13723585 - Lewis Ma=ine - dock lines - booked to sail 5/10 - EDA on SIT 5/14

BOL 13726604 - Tiki Shack Imp=rters - (70) rolls of Thatch - at Tropical FL 5/10 - scheduled to sail 5/1=

BOL 13665718 - Warren CAT - (1) Caterpillar CS54B Roller with Shell=Kit - at Tropical FL 5/9 - scheduled to sail 5/17 if space is available

Awaiting Del=very to Tropical - Or to LS1 via FEDEX, ETC. Hangar Door Specialists - TWA hang=r door repairs - materials delivered to Tropical FL 5/9 - scheduled to sai= 5/15

BeverageFactory.com - Summit Appliance Comm=rcial Outdoor Freezer for Tiki House - purchased 5/9 - EDA ready to ship t= Tropical FL 5/13

Wayfai= - (100) Pure Garden Solar Path Bollard LED Pathway Lights, pe= JE - shipped 5/10 - EDA to Tropical FL 5/15

Trop=cars - (3) 2019 Polaris Ranger EV, rust proofing kit included - purchased =/10 - Lead Time 12 weeks - EDA ready to ship 8/2

=span style="color:rgb(0,0,0)">Innovation Solar Garden Products - (2000) =arden lights - production completed - ETD China 5/14 - EDA to MIA 45 days = WA to STT NOW July 2019

Buck Steel - Project BS36653 Order - 40 x 60 Ste=l building replacement for Heavy machinery storage - Engineering Deposit p=id 4/18 - EDA to Tropical FL pending