| Field | Extracted |
|---|---|
| To | Recipient names are redacted in the image (black boxes) |
| Cc | Multiple Cc entries shown; most names redacted/black-boxed |
| From | Sender name redacted in image |
| Sent | Mon 6/10/2019 5:07:32 PM |
| Subject | Re: Shipping Updates - June 4, 2019 |

Notes: image contains several blacked-out/redacted names and bracketed entries; only the Sent timestamp and Subject are fully legible.

The roller needs to be picked up at Tropical when our barge gets back . The flat rack with the cement could be brought out to LSJ on Saturday while hauling concrete trucks to gsj for helipad pour.

As long as Stanley delivers...

On Mon, Jun 10, 2019 at 10:51 AM Richard Kahn <██████████████████> wrote:
ok
thank you

is there a date scheduled for those items to be picked up? please advise thanks

Richard Kahn
HBRK Associates Inc.
575 Lexington Avenue 4th Floor
New York, NY 10022
tel ███████████
fax ███████████
cell ███████████

On Jun 10, 2019, at 10:48 AM, michael glidden <██████████> wrote:

The cement bags and the roller are the only items remaining at Tropical.

Sent from my iPhonc

On Jun 10, 2019, at 10:45 AM, Richard Kahn <r█████████████████████████> wrote:

michael can you please confirm from list below and highlighted in green what still remains at tropical thank you

Richard Kahn
HBRK Associates Inc.
575 Lexington Avenue 4th Floor
New York, NY 10022
tel: 
fax: 
cell:

On Jun 4, 2019, at 8:27 PM, Daphne Wallace wrote:

Greetings Mike,

## Arrived/Sailed/Booked to Sail

<table><tr><th><u>Arrived/Sailed/Booked</u></th><th><u>to Sail</u></th></tr><tr><td><u><mark>BOL</mark></u> <u><mark>13713967</mark></u></td><td>- Fletcher Larkin Building Supplies - (12) cement bags for
construction stock - on STT 5/11 - cleared, off-loaded,
awaiting pickup</td></tr><tr><td>| <mark>BOL 13720832</mark></td><td>- on STT 5/11 - cleared, off-loaded, awaiting pickup
- GEI Works - Type 2 HD Permeable Silt Barrier for GSJ
- American Export - LSJ GYM Doors &amp; Windows
replacement</td></tr><tr><td>| <mark>BOL 13734465</mark></td><td>- on STT 5/22 - cleared, off-loaded, awaiting pickup
- Tiki Shack Importers - (70) rolls of Thatch
-Wayfair (100) Pure Garden Solar Path Bollard LED
Pathway Lights, per JE</td></tr><tr><td><mark>BOL 13665718</mark>
||</td><td>- Warren CAT - (1) Caterpillar CS54B Roller with Shell Kit -
on STT 5/22 - cleared, awaiting pickup</td></tr><tr><td><mark>BOL 13745848</mark></td><td>- on STT 5/28 - cleared, off-loaded, awaiting pickup
- <u>BeverageFactory.com</u> - Summit Appliance Commercial
Outdoor Freezer for Tiki House
-Home Depot - H0220-160458 - (2) Samsung washers and
(2) Samsung dryers for LSJ</td></tr><tr><td><mark>ABC Nursery</mark> -</td><td>(50) White Oleanders, (200) White Fountain grass, (12) Ficus
trees at ABC Nursery - pick up Wednesday, 6/5</td></tr></table>

## Arrived/Sailed/Booked to Sail (cont.)

<mark>BOL 13640381</mark> - 2019 Freightliner 122SD dump truck - on LSJ

<mark>BOL 13623861</mark> - 2015 GMC Yukon Denali (JE) - Denali ready for pick up

BOL 13764060 - Online Fabric Store - (5000) yards Jute Erosion Control Cloth - scheduled to sail 6/5 - EDA on STT 6/9

<u>Awaiting Delivery to Tropical - Or to LSJ via FEDEX, ETC.</u> Amazon - Bench-top Monism- - ordered 5/31 - EDA to Tropical FL 6/6

- SiteOne Landscape - (3) pallets Seed Starter, 20-20-20 fertilizer - purchased 6/3 - EDA to Tropical FL 6/7

Amazon - Shaper for Carpentry - ordered 5/31 - EDA to Tropical FL 6/10

- Tropicars - (3) 2019 Polaris Ranger EV, rust proofing kit included - NOW rust proofing 6/12 - EDA to Tropical FL 6/21

- Amazon - Industrial Planer - ordered 5/31 - EDA to Tropical FL 6/27

- JCH - Final Cistern Pump for LSJ - ordered 5/24 - Lead time 6 weeks - EDA to Tropical FL 7/12

- JCH - Components for Pump Control System - ordered 6/4 - WA to ready to ship 6/30

- Innovation Solar Garden Products - (2000) Garden lights - sailed from China 5/21 - EDA to MIA 45 days (7/3) - NOW EDA to STF 7/27

- Blue Ocean Tackle Inc - (4) Ocean Guard Netless Fenders for Big N - purchased 5/24 - Lead time 10 weeks - EDA ready to ship 8/2

- Buck Steel - Project BS36653 Order - 40 x 60 Steel building replacement for Heavy machinery storage - Building released to production 6/3 - Lead time 12 weeks - EDA to ready to ship 8/26