From: Daphne Wallace Sent: Monday, March 11, 2019 10:21 PM To: michael glidden; Stephanie Remington; Rich Kahn; Patrick Cena; ann rodriquez; Karyna Shuliak Subject: Shipping Updates - March 11, 2019

Greetings Mike, <=div>

Arrived/Sailed/Booked to Sail
BOL 13589173<=pan style="color:rgb(0,0,0)"> - on LSJ

=C2 Overstock - Safavieh California Sh=g Rug requested by JE
=A0 =C2 Wayfair - (52) Sets Solar Path Bollard LED Lights=requested by JE

=div>BOL 13595258 - on LSJ

= Crate &Barrel - (4) Geoffrey 48" Chand=liers for LSJ

=AO =C2 Amazon - Solar Commercial Battery Charger for LSJ and GSJ equipment4=ont>

BOL 13592197</=pan> - Stark Carpet - L.S1 Custom Carpet requested by JE - on L.S1

BOL 13609496=/font> - supplies - on LSJ=C2

=A0 =C2 Absolute Hardwood Flooring
= AG-PRO - tractor maintenance supplies =A0

BOL 13580197 - Turbo Technologies Inc. - (1) 500 gallon hydro-seeder=on trailer - on LS1 </=ont>

BOL 13589298 - Wayfair - (8) Sets Solar Path Bollar= LED Lights - short shipped from order - LSJE picking up today, 3/8=/div>

BOL 13621516 - sailed 3/8 - EDA on STT 3/12 - will clear 3/12
=A0 John C. Cassidy = Trane Air Conditioner unit for LSJ MBR
=A0 Broward Motorsports - parts

BOL 1=610808 - EDIC Carpet Shampoo Machine - ship to NY House per JE - sailed 3/= - EDA to PPB 3/12 - Lund & Pullara will arrange transport

=AO fr=m FL to NY once shipment released

BOL 13611379 - Arabian =ajlis and Silk Carpets - ship to Zorro Ranch per JE - sailed 3/9 - EDA to PPB 3/12 - Lund & Pullara =ill arrange transport

=C2 from FL to ZM once shipment released

BOL 13609672 - Unite= Rentals - (1) Genie GTH-1256 Telehandler with 72" forks, truss boom,=bucket - scheduled to sail 3/13 if space is available

BOL 13614385 - 2017 Can-Am Maverick - ship to Zorro Ranch per JE = scheduled to sail 3/14 - EDA to PPB 3/19

BOL 13620801- Discount Equi=ment - (1) Terex AL5 Light Tower - scheduled to sail 3/13 - EDA on STT 3/1= BOL 13623229 - Discount Equipment - (2) Terex AL= Light Tower - scheduled to sail 3/13 - EDA on STT 3/17 =div>BOL 13623711- Site One Landscape Supply - Irrigation parts - schedule= to sail 3/13 - EDA on STT 3/17

2015 GMC Yukon Denali (JE) -=scheduled to sail 3/14 - EDA to PPB 3/19

BOL 13577319=- Gemini Seawater Systems - 25K GPD Containerized Seawater RO System for G=J - EDA to Tropical FL 3/29

Awaiting Delivery to Trop=cal - Or to LSJ via FEDEX, ETC. IBU Gallery - "Pina" Jean Grisoni table - purch=sed 2/28 - EDA to STT 4/1

Traffic Safety Store - =10) 8' Plastic Speed Bumps - purchased 3/1 - EDA to Tropical FL 3/14</=pan>

Tropicars - (1) 2019 Polaris Ranger EV electric vehicle with=roof, full windshield - purchased 1/31 - NOW EDA to vendor for assembly 3/=2

Coastal Construction - (150) 6-sack Chromix in Sombrer= Buff for LSJ road projects - purchased 3/4 - EDA to Tropical FL 3/18 =A0

ABC Nursery - (45) Bougainvilleas, (12) Ficus - purchas=d 2/28 - EDA on LSJ 3/22

Full Compass Systems - (2) Speakers, (2) Subwoofers per JE - p=rchased 2/19 - EDA to PB House 3/20

Shield Up - (2) Gable Pod =oof kits for GSJ Christmas Cove Containers - purchased 2/22 - Hardware shi=ped 3/6 - Structure EDA to ready to ship 3/18

Ul.com - VIVA Se=up supplies - purchased 3/6 - EDA to PB House pending

Home Dep=t - (12) Low-Voltage 900 watt Landscape Transformers - purchased 3/6 - EDA=to Tropical Shipping 3/18

Home Depot - (60) Lumens over=ead lights, (30) Progress light sconces - purchased 3/6 - EDA to Tropical =hipping 3/18

Electric Bargain Store - (25) Focus =ndustries PGL-02 BRT Putting Green lights - purchased 3/11 - WA to ready =o ship 3/19

Home Depot=- (6) Rheem Water Heaters - purchased 3/6 - EDA to Tropical Shipping 3/22<=font>

Home Depot - (15) Global Door Oil Rubbed Bronze Steel Spring H=nges (3 pk) - purchased 3/11- EDA to Tropical Shipping 3/25 <=iv>

Taylor, Cotton, Ridley • (17) SPECIAL LITE DOORS and hardware RO an= Mechanical Buildings - purchased 12/11 - Lead time 8-10 weeks - EDA to re=dy to ship 3/25

## </=iv>

United Rentals - (1) JLG 600AI Boom Lift w=th 36" man basket, sand tires - purchased 1/31- Lead time 8 weeks - =DA to ready to ship 3/29

Reddick Equipment Co. - (1) 100 gallo= 2 wheel trailer sprayer, (1) 50 gallon 2 wheel trailer sprayer - purchase= 1/28 - NOW EDA to ready to ship 4/1

War=en CAT - (1) Caterpillar C5548 Roller - purchased 1/29 - Lead time 8 weeks=- EDA to ready to ship 4/5

## </=ont>

American Export Company - (2) 96&qu=t;x 96" Sliding Glass Doors for Five Palms - purchased 3/5 - Lead tim= 6 weeks - EDA to ready to ship 4/16

Fletcher Larkin Building =upplies - (4) cement bag for construction stock - purchased 3/5 - EDA to T=opical FL pending

Innovation Solar Garden Products - =2000) Garden lights - purchased 12/28 - NOW production begins 2/20 - Lead =ime 11weeks (55 days) - EDA to MIA 38 days - EDA to SIT June 2019</=pan>

Gold Coast Yachts - Crew boat - production to begin 8/2019 -=completion Jan/Feb 2020