From: 
Sent: 
To: 
Subject:

Ann Rodriguez
Thursday, January 4, 2018 4:46 PM
jeevacation@gmail.com; Rich Kahn
WAPA Update

Bryan's electric guys confirmed 2 d=ys of Splicing & getting the new Manhole in. If the same crew that work=d today
come back out on Saturday we "might" be able to hav= WAPA on Monday

Ann R.

Begin forwarded message=:

Key information from the image:

*   **From:** Hugo Hodge
*   **Date:** January 4, 2018 at 10:27:27 AM AST
*   **To:** Ann Rodriguez
*   **Subject:** LSJ

Good morning All,

We have started the wor= on LSJ. From my initial estimate, it will take 2 full days to get the ca=le spliced with the new manhole in place. Once that takes place tomorrow we=will then test the cable (Hi-Pot test) and then leave the cable energized f=r at least 24 hours. After that period, we will then go through the steps t= put LSJ back on WAPA's Grid.

HH</=pan>