<table><tr><th>From:</th><th>Daphne Wallace &lt;</th></tr><tr><td>Sent:</td><td>Wednesday, September 9, 2015 4:13 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Cc:</td><td>ann rodriquez; Rich Kahn</td></tr><tr><td>Subject:</td><td>Boyson schedule - September 9, 2015</td></tr></table>

Greetings Sir,

Anna and I just received=a phone call from Boyson. The parts they are waiting on to repair th=ir second engine will not be available until next week.

As a result, they can only transport lighter loads. Anna=has prioritized getting the trash, gravel, sand, topsoil and waste oil rem=val completed as soon as possible.

Boyson cannot =arry the weight of the crusher run volume that is needed to complete the R=ad project, nor the asphalt, until both engines are back online.

To make matters worse, they are scheduled to put the =arge into drydock beginning 9/18 for approximately 10 days.

=/div>

We will concentrate on maximizing the crucial loads needed to ke=p the present projects going and prepare for your return, and next week si= with Mr. Jeffers and Big Sam to create a new Road Schedule for your revie=.

Respectfully, Daphne