<table><tr><th>From:</th><th>Daphne Wallace &lt; a&gt; </th></tr><tr><td></td><td>Friday, April 5, 2019 10:43 PM</td></tr><tr><td>Sent:
To:</td><td>michael glidden; Stephanie Remington; Patrick Cena; Rich Kahn; ann rodriquez; Karyna</td></tr><tr><td></td><td>Shuliak </td></tr><tr><td>Subject:</td><td>Shipping Updates - April 5, 2019</td></tr></table>

Greetings Mike, <=div>

Arrived/Sailed/Booked to Sail BOL 13647052 - Electric Bargain Store - (25) Focu= Industries PGL-02 BRT Putting Green lights - pick up 4/8 to LSJ =A0

BOL 13660849 - pick up 4/8 to L.S1

=AO =C2 John C. Cassidy - 3 Ton Trane unit for LS1 Master Bath =C2 Coasta= Construction - (150) 6-sack =hromix in Sombrero Buff for LSJ road projects

BOL 13658371- Tropicars - (1) 2019 Polaris=Ranger EV electric vehicle with roof, full windshield, rust proofed - =A0cleared, offloaded, pick up 4/4 to LSJ

=div>BOL 13653241 - cl=ared, off-loaded, pick up 4/8 to LSJ
=      Home Depot - (12) Low-Voltage 900 watt Landsca=e Transformers

=C2     =A0    Home Depot - (60) Lumens overhead lights, (30) Pro=ress light sconces

=C2     =A0    Home Depot - (6) Rheem Water Heaters <=r>

BOL 1366=778 - EDA on STT 4/7 - pre-cleared, pick up to LSJ once off-loaded<=div>
  =A0      Shield Ro=f Solutions - (2) Gable Pod Roof kits, Hardware for GSJ Christmas Cove Con=ainers

=       =A0 Gemini Seawater Systems - Wire for GSJ 25K GPD Contai=erized System

BOL 13663419 - =A0EDA on STT 4/7 - pre-cleared, pick up t= LSJ once off-loaded
 =A0      =C2   American Export Company - (2) 96"x 96" Slidin= Glass Doors for Five Palms
     =C2       American Expo=t - (2) 55 gallon drums Rust Bandit

=div>
BOL 13671233 - booked to sail 4/5 - EDA on STT 4/9
 =A0      =C2   American Export - Red Cedar Lattice for LSJ Tiki Hut pr=ject

      =C2      Gemini Seawater Systems - C=nduits for GSJ 25K GPD Containerized System
  =       =A0Palmetto Motorsports - parts for Kawasaki Mule Pro- FX
=div>

BOL 13667609 - Palmetto Ford - 2018 Ford F-450 running =oard - scheduled to sail 4/5, EDA on STT 4/9

Full Compass Systems = (2) Speakers, (2) Subwoofers per JE - at PB House 3/20 - will come to L.S.I=on the plane

Nest - (2) Nest cameras=for L.51 per JE - ordered 4/4 - scheduled for delivery to PB House - will c=me to L.51 on the plane

Ubiquiti Networks - Parts/=upplies for L.51 Network System project - ordered 4/5 - WA to PBI by 4/15<=div>

Home Depot - (15)=Global Door Oil Rubbed Bronze Steel Spring Hinges (3 pk) - arrived =n STT via USPS - location PENDING

BOL 1=614385 - 2017 Can-Am Maverick - ship to Zorro Ranch per JE -4=pan> Lund & Pullara arranged tra=sport from FL to NM - EDA pic= up 4/8

BOL 13611379 = Arabian Majlis and Silk Carpets - ship to Zorro Ranch per JE - in PPB - CPB cleared - </=pan>Lund & Pullara arranged transport=C2 =AO =C2 from FL to ZM - EDA pick up 4/8

BOL 13610=08 - EDIC Carpet Shampoo Machine - ship to NY House per JE - in =PB - CPB cleared - Lund & Pullara arranged transport <=div> =AO from FL t= NY - EDA pick up 4/8 BOL 13623863 - 2015 GMC Yukon Denali (JE) - Lund & Pullara filed Carnet - arranging transport=C2 from FL to Paris once shipmen= once available for =AO =C2 pickup from Tropical Shipping - EDA CARNE= validation (MIA) 4/9 BOL 13667472 - United Rentals - (1) JLG 600A Boom Li=t with 36" man basket, sand tires - EDA to Tropical FL by 4/8=C2 BOL 13=68663 - Gemini Seawater Systems - RO supplies for GSJ 25K GPD Containerized System - EDA to Tropical FL 4/8

BOL 13640387 - 2019 Freightliner 122S0 dump truck = purchased 3/18 - NOW EDA to ready to ship from AL 4/8 - pick up scheduled=for 4/10

=OL 13665718 - Warren CAT - (1) Caterpillar 05548 Roller with Shell Kit - N=W EDA to ready to ship from TX 4/25

## <=div>

BOL 13664799 - Warren CAT - Caterpillar equipment maintenanc= parts and supplies, buckets, tracks, accessories - sail date pending =A0

BOL 13653777 - The Shutter Store - LSJ Cab=na Interior shutters - invoice created, awaiting Country of Origin

=div>Awaiting Delivery to Tropical - Or to LS= via FEDEX, ETC.

Taylor, Cotton, Ridley - (17)=SPECIAL LITE DOORS, (1) QUONSET DOOR and hardware RO and Mechanical Buildi=gs - EDA to =C2 =AO Tropical FL 4/10

Gemini Seawater Syste=s - 25K GPD Containerized Seawater RO System for GSJ - EDA to Tropical FL =ending inspection of container for sea-worthiness </=iv>

## <=div> (cont.)

Reddick Equipment Co. - (1)=100 gallon 2 wheel trailer sprayer, (1) 50 gallon 2 wheel trailer sprayer = NOW EDA to ready to ship 4/12

EBL Watercraft - GI=BS Quadski to be returned to dealer for repairs per JE - EDA to Tropical S=T pending

Innov=tion Solar Garden Products - (2000) Garden lights - in production - Lead t=me 11 weeks (55 days) - EDA to MIA 38 days - EDA to STT June 2019