<table><tr><th>From:</th><th>Brice Gordon</th></tr><tr><td>Sent:</td><td>Monday, May 11, 2015 3:40 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Cc:</td><td>Zorro Ranch</td></tr><tr><td>Subject:</td><td>Re:</td></tr></table>

Project Status below

Movie Room:<=iv>New equipment install completed Gun Cabinet panels and refurb=shment of Blackouts, completion 13th May Chaises and Chairs ord=red, estimated delivery 22nd June

## Pool/Gym system=/div>

Work to be completed 19th May

## Surge Pro=ection

Work to be completed 19th May

## Ma=n Distribution Pumps

New Skid ordered, estimated delivery,last w=ek of May, 3 day install.

Present status, have one pump running,=manual operation only,.

I can not control the cooling tower make=up water cycles therefore only have poolpak online to lessen demand on coo=ing tower.

All other heat pumps are off.

Irrigation is=running . I can not guarantee how long this motor will last.

## Outdoor Rugs

Ordered, expect delivery date esti=ated first week of June

Bunkhouse Sofa ordered du= mid June

## Outside Furniture Lodge

Sourc=d material to construct furniture, it appears it will be more economic to =urchase rather than make "in house" will have firm numbers Wed</=iv>

## JJ's

Bunkhouse windows and doors have=been ordered, install scheduled for last week of June Lodge Deck=Roof, install scheduled for the 18th May, 3 days work.

LV Tennis=Court resurface, Scheduled for after Memorial Weekend, need warmer dryer w=ather pattern

## Painting

Workshop a=d wash bay interior completed Pole Barn and Eves of Workshops co=pletion this week Picket Fences/Fence Line - RC & LV, need w=rmer temps and consistence weather pattern, Estimate starting next week if=possible.

BH once windows doors installed

Chees founta=n basin sealed, completed

Landscaping

## Painting (cont.)

H=droseeder, ordered awaiting delivery date confirmation, estimated mid June=/div> Seed is on sight Laying of Sod Pool
area, completion 1= May, Westwind Landscape Con will be submitting proposal f=r Log Cabin today, Planter Beds MH
due Wednesday.
Lindens =or Chess Set area to be picked up this week Still sourcing large=cottonwoods for RC LV spring cleaning, mulch
and irrigation repa=rs completed.

regards Brice
<=iv>

<=iv>

On Mon, May 11, 2015 at 7:51AM, jeffrey E. &=t;jeevacation@g=ail.com <mailto:jeevacation@gmail.com» wrote:

statu= of projects?

=AO please note

The information=contained in this communication is confidential, may be attorney-client=privileged, may constitute inside information, and is intended only for=br>the use of the addressee. It is the property of JEE

Unauthorized =se, disclosure or copying of this communication or any part thereof is =trictly prohibited and may be unlawful. If you have received this co=munication in error, please notify us immediately by return e-mail or b= e-mail to jeev=cation@gmail.com <mailto:jeevacation@gmail.com> , and destroy this communication and all copies the=eof, including all attachments. copyright -all rights reserved

Brice Gordon
Stanley, NM=C2

Ph: <tel:%

=/div>