From: jeffrey E. <jeevacation@gmail.com>
Sent: Friday, June 3, 2016 8:35 PM
To: Richard Kahn
Subject: Re: ZDC Microwave Link

oik

On Fri, Jun 3, 2016 at 4:34 PM, Richard Kahn ████████████████████████████████████████████████████████ > wrote:

attached is email with proposed worst case date= for Zorro microwave install

future tech was waiting for latest techno=ogy on dragon wave which is causing a potential 2-3 week pushback from ori=inal planned completion date of July 15th

email below states tha= they would begin testing 8/5/2016 and i would add an extra week for poten=ial unforeseen issues

i am concerned this will interfere with yo=r planned visit
please advise
thank you

=/div>

FYI - future tech feels confident that they can g= directly from sandia crest to main house (still need to work ou= issues on pole height and or new pole at main house which future tech wil= install for us)

Richard Kahn
HBRK Associates Inc.

Begin forwarded message:

<iv style="margin-top:0px;margin-right:0px;margin-bottom:0px;margin-left:=px">From: Chris Capp=ello < <mailto:ccappiello@futuretechllc.com> >

Subject: RE: ZDC Microwave Link</=>

Date: June 3, 2016 at 9:27:14 AM EDT

To: Richard Kahn

Cc: 
<zorro.office@gmail.co=>, Dave Rumore <Cappiello&quo=;

"Peter

, Kyle Purintun
Sean Johnson"

Walter Tanner

Hello Richard and Brice,

I hope a=l is well.

=C2

Per our discussion ea=lier this week we follow up with Dragonwave on an exact date of delivery. =ragonwave has informed us that the radios (Long lead item) would ship by no later than 7/29.

Net of this, we would like to plan for the followin= to help mitigate the timing delay of the radio arrival Multi-Carrier and try solution. to keep th= installation timing as tight as possible and stick to the original solution using the E=hanced

Seq=ence of Events:

* Pre-ship all materials besides the radios (T= arrive in market the week of 7/25 or earlier)
* Antennas, Mounts, Installation Materials, Ca=le, etc.
* FT build crew to arrive in market on Su=day 7/31/16
* =span style="font-size:11.0pt;font-family:"Calibri",sans-serif"=FT will begin the construction on 8/1/16 starting with the Main Residence =ocation
* Onc= the main residence location is complete, we will move to Sandia Crest<=u>
* By the time FT is CONSTRUCTION COMPLETE on b=th ends the radios will arrive in market.
* FT will th=n pre-configure the radios at the main residence location and then install=them on each end
* Once the radios are installed, FT will =egin the link alignment. (We would expect to be at this point by Friday 8/5/16
* In the case the Sandia Crest to Main Residen=e location does not meet the performance requirements, we will then go build the ZDC tower and relay the connection through there=u>

Please review and let us know if we can move forward on =his basis.

=C2

We need your confirma=ion, so that we can finalize the FCC licensing to be the enhanced multi-ca=rier product. Our preference would be to maintain this plan, but will defer to you for guidance.

NOTE: We are of course trying to see if we c=n make any improvements on the timelines, but this would be what we feel i= conservative planning, based on the information we have.

Thanks again!

=span>

Best regards,</=>

Chris Cappiello

<= class="MsoNormal">Director of Busin=ss Development

Future Technologies Venture, LLC

From: Richard Kahn [mailto
Sent: Wednesday, June 1, 2016 10:38 AM
To: Chris Cappiello
Cc: Brice Gordon

thanks

Richard Kahn
HBRK Associates Inc.

On Jun 1, 2016, at 10:32 AM, Chris Cappiello 8

> wrote:

Richard,

Do you have a preference?

<=>:

Best rega=ds,

Chris Cappiello

Director of Business Developme=t

Future Technologies Venture, LLC

4

From: Brice Gordon [mailto:zdc.rt41@gmail.com <mailto:zdc.rt41@g=ail.com>
Sent: Wednesday, June 1, 2016 10:31 AM
To: Chris Cappiello
Cc: Richard Kahn < <change><s>' Ct</s></change>
<zorro.office@gmail.com <mailto:zo=ro.office@gmail.com»
Subject: Re: ZDC Microwave Link

, either time works for me

On Wed, Jun 1, 2016 at 7:33 AM, Chris Cappiello=

wrote:

Hey Brice and Richard,

Do you have time today at 4 or 5 EST to catch up on this project?

Best regards,

Chris Cappiello

Director of Business Development

Future Technologies Venture, LLC

-----Original Message-----
From: Brice Gordon [mailto: ]
Sent: Wednesday, May 25, 2016 5:31 PM
To: Chris Cappiello <cappiello@federalreserve.gov>

Cc: Richard Kahn

ZDC <zorro.office@gmail.com <mailto:zor=o.office@gmail.com>>

Subject: Re: ZDC Microwave Link

Thank you

Sent from my iPhone

> On May 25, 2016, at 3:19 PM, Chris Cappiello

wrote:

> the FCC licensing process is in process and we are waiting for a confi=mation. We

expect it by NLT Wednesday

>

> Once that is complete we will verify the equipment availability

>

>

> Best regards,

>

>

> Chris Cappiello

> Director of Business Development

> -----Original Message-----

> From: Brice Gordon [mailto:zdc.rt41@gmail.com <mailto:zdc.rt41@gmail.com>]

> Sent: Wednesday, May 25, 2016 4:34 PM

> To: Chris Cappiello <

Brice Gordon

Stanley, NM

=C2* please note

The information contained in this communication =s confidential, may be attorney-client privileged, may

constitute in=ide information, and is intended only for the use of the addressee. It =s the property of TEE

Unauthorized use, disclosure or copying of thi= communication or any part thereof is strictly prohibited and may be=unlawful. If you have received this communication in error, please noti=y us immediately by return e-mail or by e-mail to jeevacation@gmail.com <mailto:jee=acation@gmail.com> , and des=roy this communication and all copies thereof, including all attachment=. copyright -all rights reserved