<table><tr><th>From:</th><th>michael glidden</th></tr><tr><td>Sent:</td><td>Monday, February 4, 2019 9:19 PM</td></tr><tr><td>To:</td><td>Daphne Wallace</td></tr><tr><td>Cc:</td><td>Stephanie Remington; Patrick Cena; Rich Kahn; Karyna Shuliak</td></tr><tr><td>Subject:</td><td>Re: Shipping Updates - February 4, 2019</td></tr></table>

Cool.
Thank you.

## Sent from my iPhone

On Feb 4, 2019, at 3:04 PM= Daphne Wallace <dlbwallace@gmai=.com <mailto:dlbwallace@gmail.com> > wrote:

Greetings Mike,

Ar=ived/Sailed/Booked to Sail BOL 13553629 - on STT, cleared, in the warehouse - R=ady for pickup

	- Broward Motorsports -=(4) tires for the 2 Polaris rangers

&nbs=;Innovative Tile - (1) case MSI tile 6"x24" - sample for LSJ Tiki Hut kitch=n &=bsp; PIM - (4) Teak chairs

## <=div>

BOL 13552769 -=Artistic Tiles - 300 sf additional tiles for Cabanas - on STT, cleared, in t=e warehouse - Ready for pickup

BOL 13552627 - Luli Pools - Alkalinity Up p=ol supplies - on STT, cleared, in the warehouse - Ready for pickup =br>

Tropicars - (1) 2019 Polaris Ranger EV ele=tric vehicle with roof, full windshield - purchased 1/31- Lead time 4 week= - EDA to ready to ship 3/1

Reddic= Equipment Co. - (1) 100 gallon 2 wheel trailer sprayer, (1) 50 gallon 2 wh=el trailer sprayer - purchased 1/28 - Lead time 5 weeks - EDA to ready to s=ip 3/4

Taylor, Cotton, Ridley - (1=) SPECIAL LITE DOORS and hardware RO and Mechanical Buildings - purchased 1=/11- Lead time 8-10 weeks - EDA to ready to ship 3/25

=div>United Rentals - (1) JLG 600AJ Boom Lift with 36" man basket, sand tire= - purchased 1/31 - Lead time 8 weeks - EDA to ready to ship 3/29

## <=div> (cont.)

Warren CAT - (1) Caterpillar CSS4B Roller - purchased 1/29 -=Lead time 8 weeks - EDA to ready to ship 4/5

Innoy=tion Solar Garden Products - (2000) Garden lights - purchased 12/28 - produ=tion begins 2/12 - Lead time 11weeks (55 days) - WA to MIA 38 days -=EDA to SIT June 2019

Gold Coast Yachts - Crew b=at - production to begin 8/2019 - completion Jan/Feb 2020