<table><tr><th>From:</th><th>Daphne Wallace sc &gt; </th></tr><tr><td>Sent:
To:</td><td>Monday, May 20, 2019 3:19 PM
michael glidden; Stephanie Remington; Patrick Cena; Rich Kahn; ann rodriquez; Karyna</td></tr><tr><td></td><td>Shuliak </td></tr><tr><td>Subject:</td><td>Shipping Updates - May 20, 2019</td></tr></table>

Greetings Mike, <=div>

STT It=ms for transport to LSJ via Little C

<=iv>ABC Nursery Plants=C2 - (25) Sea grapes, (20) tree braces for LSJ - purchased 5/13 - ready =or pickup

Arr=ved/Sailed/Booked to Sail off-loaded, BOL 13713967 a=aiting - Fletcher pickup Larkin Building Supplies - (12= cement bags for construction stock - on STT 5/11- cleared,

BOL 13720832 - on STT 5/11- cleared, off-loaded, awaiting pickup =AO =C2 - GEI Works - Type 2 HD Permeable Silt Barrier for GSJ </=iv> =AO - Am=rican Export - LSJ GYM Doors & Windows replacement

BOL 13723585 - Lewis Marine - do=k lines - on STT 5/14 - cleared, off-loaded, awaiting pickup

BOL 13640387 - 2019 Freightliner 122SD dump truck - =n STT - registered, parked, awaiting transport over to LSJ

BOL 13734465 - sailed 5/19 - WA on STT 5/22 Tiki Shack Importe=s - (70) rolls of Thatch

=C2 - =A0Way=air - (100) Pure Garden Solar Path Bollard LED Pathway Lights,=per JE

=span style="color:rgb(0,0,0)">BOL 13677820 - EBL Watercraft - GIBBS=Quadski returned to dealer for repairs per JE - at EBL Watercr=ft in FL

BOL 13623863 - 2015 GMC Yukon Denali (JE) - sailed 5/6 - EDA in Le Havre France 5/26=C2

A=aiting Delivery to Tropical - Or to L.S1 via FEDEX, ETC. Hangar Door Specialists=- TWA hangar door repairs - materials delivered to STT CARGO 5/9 - sail sc=edule pending

BeverageFactory.com - Summit Applia=ce Commercial Outdoor Freezer for Tiki House - shipped 5/15 - EDA to Tropi=al FL 5/22

Home Depot - H0220-160458 - (2) Samsun= washers and (2) Samsung dryers for LSJ - purchased 5/17 - EDA to Tropical=FL 5/22

Innovati=n Solar Garden Products - (2000) Garden lights - production completed - NO= ETD China 5/21 - EDA to MIA 45 days - NOW EDA to STT 7/27

Tropicars - (=) 2019 Polaris Ranger EV, rust proofing kit included - purchased 5/10 - Le=d Time 12 weeks - EDA ready to ship 8/2

Buck Steel - Project 8536653 O=der - 40 x 60 Steel building replacement for Heavy machinery storage - Eng=neering Deposit paid 4/18 - EDA to Tropical FL pending