To: Jeevacation[jeevacation@gmail.com]
From: 
Sent: Sun 11/21/2010 2:43:12 AM
Subject: Gary Kerney's To Do List

# <u>Jeffrey's To Do List</u>

Date Updated Nov. 19,2010
Name: Gary

LSJ

Library

Outstanding Issues:
1. Ceiling Treatment: Ion working
2. Cabinet finishes
3. Floor finishes – open issue

# <u>Jeffrey's To Do List</u> (cont.)

## Master Suite:

Status Interior

I. Thassos starting 9/20 takes 2 months(11/20)

	2. Wood floors 11/20 to 12/20

	3. Occupy 1/20

Outstanding Issues

1. out side shower will mock up for next visit
2. lites over bed  /Doug

# <u>Jeffrey's To Do List</u> (cont.)

## Master Suite: (cont.)

3.lighting in bedroom

Doug

Kitchen:

Wall finish?

Complete 2/28/11

Laundry:

1.complete 12/1

Cottages:

NVall refinished for Ion 11/25/10

Marble vanities 11/25/10

Outstanding Issues:

1.Shower Design Doug

Mechanical Electrical:

Status under way should complete by

# <u>Jeffrey's To Do List</u> (cont.)

## Mechanical Desal:

# <u>Jeffrey's To Do List</u> (cont.)

## Status under way should complete by Nov 30

POOL/THEATER
Leff planning

# POP'S GARDEN

1.underway

# POP'S GARDEN (cont.)

## Dock House/Floating Dock

/.plans being submitted 9/15

Hanger

# POP'S GARDEN (cont.)

## Dock House/Floating Dock (cont.)

Have been in contact with the Butler building rep. for the carrib <u>on hold pending approval</u>

# POP'S GARDEN (cont.)

## CZM

Status submitting by July 1

- 1.Plans go in the 6/30being reviewed

- 2.Assume approval by September 30

- 3.Construction plans by November 31

- 4.Permits by January 30

- 5.Pool by June 30

- 6.Cottage by August 31

- 7.Music room by June 30

8. Tennis by April 30

# POP'S GARDEN (cont.)

## SPA

I.Dejonge will have plan by 9/1/10