<table><tr><th>From:</th><th>Larry Visoski</th></tr><tr><td>Sent:</td><td>Wednesday, February 7, 2018 10:07 AM</td></tr><tr><td>To:</td><td>Je vacation</td></tr><tr><td>Subject:</td><td>G550 schedule</td></tr></table>

## Jeffrey,

here is Charles'= response to earlier delivery date then March 9

## Hi Larry,

unfor=unately I don't think it will be possible. We already have a t=ght schedule with the veneer replacement scheduled to be complete =n 2/28 which leaves us 7 working days to complete the remaining wo=k and release the aircraft. The shade master switch panel is also scheduled=to arrive 3/2 which will make 3/9 the best we can do. If there is any way t= better this outdate we will definitely try to accommodate Mr. Epstein. &nb=p;l will keep you updated on the status of the aircraft and will let you kn=w if an earlier date will be possible as we progress with the project. We l=ok forward to <u>your arrival</u> <u><x-apple-data-detectors://4></u>

Sent from my iPhone

=