<table><tr><th>From:</th><th>Daphne Wallace</th></tr><tr><td>Sent:</td><td>Monday, February 4, 2019 7:05 PM</td></tr><tr><td>To:</td><td>michael glidden; Stephanie Remington; Patrick Cena; Rich Kahn; Karyna Shuliak</td></tr><tr><td>Subject:</td><td>Re: Shipping Updates - February 4, 2019</td></tr></table>

Greetings Mike,

The Dornbracht volume c=ntrols received at the PB house from Quality Baths will come down on the p=ane on the next visit.

On Mon, Feb 4, 2=19 at 10:08 AM Daphne Wallace

>

wrote:

Greetings Mike,

<=r> Arrived/Sailed/Booked to Sail BOL 13553629 - on STT, cleared= in the warehouse - Ready for pickup

=2020
=2020

BOL 13552769 - Artistic Tiles - 300 sf ad=itional tiles for Cabanas - on STT, cleared, in the warehouse - Ready for

=ickup

=AO

BOL 13552627 - Luli Pools - Alkalinity Up pool supplies - on STT, cleared, in the warehouse - Ready for pickup

BOL 13562561- SiteOne Landscape - Irrigation supplies - sailed 2/1 -=EDA on STT 2/6

BOL 13555864 - Home Depo= - (250) LED Solar landscaping lights - sailed 2/1- EDA on STT 2/6 =C2*

Apple Store - JEE GSJ iMac Pro - in NYC=C2*

Quality Baths - (2) Dornbracht ro=gh-in volume controls for LSJ Cabanas - delivered to PBI 1/17 - Carluz wil= Fedex to STT

BOL 13567009 - Z Marine North=America - Zodiac windscreen - scheduled to sail 2/6 - EDA on STT 2/10

BOL 13559380 - Warren Power - (1) D 175-8 Electric Gen=rator for LS1 - scheduled to sail 2/6 - EDA on STT 2/10

=/div> BOL 13559347 - Warren Power - (1) D 175-8 Electric Generator for=LSJ - scheduled to sail 2/6 - EDA on SIT 2/10

BOL 13554155 - AG-PRO Company - (1) JD 6130M tractor with 620R=loader - scheduled to sail 2/6 - EDA on STT

2/10

=u>Awaiting Delivery to Tropical - Or to LSJ via FEDEX, ETC

Southern Lawn Equipment - (1) 2019 Textron Prowler EV electric vehicle w=th roof, split windshield - purchased 1/31- WA to Tropical FL 2/4=C24>

Gemini Seawater Systems - 25K =PD Containerized Seawater RO System for GSJ - EDA to Tropical FL 2/154>=A0

Stark Carpet - LSJ Custom Carpet requested by =E - EDA to ready to ship from NYC 2/6 - EDA to Tropical FL 2/20 <=div>

Turbo Technologies Inc. - (1) 500 gallon trailered=hydroseeder - purchased 1/28 - lead time 3 weeks - EDA to ready to ship 2/=8

United Rentals - (1) Genie GTH-=256 Telehandler with 72" forks, truss boom, bucket - purchased 1/31-=Lead time 4 weeks - EDA to ready to ship 3/1

Tropicars - (1) 2019 Polaris Ranger EV electric vehicle with roof, full w=ndshield - purchased 1/31- Lead time 4 weeks - EDA to ready to ship 3/1=C2.

Reddick Equipment Co. - (1) 100 g=llon 2 wheel trailer sprayer, (1) 50 gallon 2 wheel trailer sprayer - purc=ased 1/28 - Lead time S weeks - EDA to ready to ship 3/4 </=iv>

Taylor, Cotton, Ridley - (17) SPECIAL LITE DOORS an= hardware RO and Mechanical Buildings - purchased 12/11- Lead time 8.10 w=eks - EDA to ready to ship 3/25

United Rentals - =1) JLG 600A1 Boom Lift with 36" man basket, sand tires - purchased 1/=1 - Lead time 8 weeks - WA to ready to ship 3/29

Innovation Solar G=rden Products - (2000) Garden lights - purchased 12/28 - production begins=2/12 - Lead time 11weeks (55 days) - EDA to MIA 38 days - EDA to ST= June 2019

Gold Coast Yachts - Crew boat - pr=duction to begin 8/2019 - completion Jan/Feb 2020