<table><tr><th>From:</th><th>Ann Rodriquez</th></tr><tr><td>Sent:</td><td>Thursday, April 27, 2017 10:56 AM</td></tr><tr><td>To:</td><td>Rich Kahn</td></tr><tr><td>Cc:</td><td>Jeffrey</td></tr><tr><td>Subject:</td><td>Staff Cottage: revised work schedule on cottage from Dave</td></tr><tr><td>Attachments:</td><td>revised lsj cottage scheduled-a; Untitled attachment 00091.htm</td></tr></table>

David Starofsky

6501Red Hook PlazaSuite 201

St Thomas VI

## <=p>

Revised Schedule for LSJ Cottage=Rmodeling

<=p>

Apri 29th Start painting i=side kitchen, Laundry and office areas

Cannot finish painting rest of a=ea due to electrical panel needs installed and air conditioners need replac=ng.

May 1-5th install kitchen cabine=s, exhaust hood for stove, appliances and interior doors. Also Hughes elect=ic will install all plugs and lights for new addition. He was contrac=ed for 4,000.00 with permision from Brice because Danny Vicers did not have=time to complete it. He was not contacted to install new electric panel if Pis needs to be done it will be an additional cost. All electric origi=ally was to be done by in house empoyees.

This is based on hardware for do=rs to be bought

May 8-12th Finish drywall r=st of area bedroom and living area if AC and Electric panel is installed, w=rk on finishing outside tile and outside deck if plumbing is finished=for downspouts from roof. This is in house work.

May 15.19th Finish lose ends unt=l windows, doors and skylights come in. I placed an order for these M=rch 16th and were to be here already. When I called about delivery he=had not ordered them at all so when he ordered them delivery is Nay 19th

May 22-May 31 install windows, d=ors and skylights. Then complete tile work inside and out need doors i=stalled to finish tile. Roof and install gutters.

Outside new area ready for exter=or painting also have advised that it can be completed two weeks ago=/p>

## <=p> (cont.)

Up to this date I have had 76 ho=rs of downtime due to noise which resulted in 280 man hours This is almost t=o weeks of time loss.

I am sure that with Anna"s help t= get electric panel resolved , plumbing work done, ac completed and paintin= to be done by in house we can complete this by above date.

I have drawn 20,800.00 so far an= balance of 9,200.00 is left. I will hold back 6,200.00 till job comp=eted and draw 3,000.00 to pay employees til job finished.

<=iv>

Ann R.

Begin forwarded message:

Key information from the image:

*   From: david starofsky
*   Date: April 27, 2=17 at 6:05:57 AM AST
*   To: Ann Rodriquez
*   Subject: rev=sed work schedule on cottage

</=lockquote>

Anna

I have attached a revised schedule for your review. I know th=t with your help on electric panel, plumbing and completing new AC units we=stick to this schedule Also I noted the amount of dow= time due to noise and Mr Epsteins requests. T=ank you for your time and consideration on this Dave<=div>