From: Daphne Wallace Sent: Tuesday, March 19, 2019 11:24 PM To: michael glidden; Stephanie Remington; Rich Kahn; Patrick Cena; ann rodriquez; Karyna Shuliak Subject: Shipping Updates - March 19, 2019

Greetings Mike, <=div>

Arrived/Sailed/Booked to Sail      =C2
BOL 13621516 - on LSJ
       =A0       John C. Cassidy - Trane Air Condition=r unit for LSJ MBR
=A0       =C2   Broward Motorsp=rts - parts

BOL 13610808 - EDIC Carpet Shampoo Machine = ship to NY House per JE - in PPB 3/11 - Lund & Pullara will arrange t=ansport

=

=AO from FL to NY once shipment released from CBP holdadiv>

BOL 13611379 - Arabian Majlis and Silk Carpets - ship to Zorro Ranch per JE - </=ont>in PPB 3/11- Lund & Pullara will=arrange transport =C2 =AO from FL to ZM once shipment released from CBP hold<=span>

BOL 13614385 - 2017 Can-Am Maverick - ship to Zorro Ranch per JE = in PPB 3/19 - Lund & Pul=ara will arrange transport fr=m FL to NM once =AO =C2 shipment released

BOL 13623863 - 2015 GMC Yukon Denali (JE) - in PPB 3/19 - Lund & Pullara will arrange transpor= from FL to Paris once shipme=t released

BOL 13609672=C2 - United Rentals - (1) G=nie GTH-1256 Telehandler with 72" forks, truss boom, bucket - EDA on =TT 3/20 - clearing 3/20

BOL 13623711- Site=One Landscape Supply - Irrigation parts - on STT 3/17 - clearing 3/20 =A0

<=iv>BOL 13634508 - Dis=ount Equipment - (2) Terex ALS Light Towers - EDA on STT 3/20 - clearing 3=20

BOL 13641=79 - scheduled to sail 3/20 - EDA on STT 3/24 =A0 Traffic Safety Store - (10) 8&=39; Plastic Speed Bumps

=C2 AG-PRO - JD 6130M Tractor

BOL 13632967 - Shield Up = (2) Gable Pod Roof kits for GSJ Christmas Cove Containers - purchased 2/2= - Hardware received at Tropical FL 3/14 - =AO =C2 Structure EDA to Tropical FL 3/21

B=L 13640387 - 2019 Freightliner 122S0 dump truck - purchased 3/18 - EDA to =eady to ship 4/2

Awaiting Delivery to Tropical - Or to LSJ via FEDEX, ETC.

Ul.com - VIYA Setup supplies - purchased 3/15 - WA to STI" =/20 via UPS

ABC Nursery - (45) Bougainvilleas, (12) Ficus - purchased 2/28 - ED= on L.S1 3/22

Full Comp=ss Systems - (2) Speakers, (2) Subwoofers per JE - purchased 2/19 - EDA to=PB House 3/20

Coastal Construction - (150) 6-sack Chromix in Sombrero Buff for LSJ=road projects - purchased 3/4 - EDA to Tropical FL 3/20

Electric Bargain Store - (25) Focus Industries PGL-02 BRT=Putting Green lights • purchased 3/11 - EDA to Tropical FL 3/21

Electric Bargain Store - (25) Focus Industries PGL-02-=RT Putting landscape lights - shipped 3/15 - EDA to Tropical FL 3/21 =/div>

Home Depot - (15= Global Door Oil Rubbed Bronze Steel Spring Hinges (3 pk) - Carluz will sh=p to STT via USPS by 3/22

Home Depot - (12) Low-Voltage 900 watt Landscape=Transformers - purchased 3/6 - NOW EDA to Tropical Shipping 3/22

Home Depot - (60) Lumens overhead lights, (30) Progress=light sconces - purchased 3/6 - NOW EDA to Tropical Shipping 3/22

Home Depot - (6) Rheem Wa=er Heaters - purchased 3/6 - EDA to Tropical Shipping 3/22

American Export - (2) 55 gallon drums Rus= Bandit - purchased 3/18 - EDA to ready to ship 3/22

## <=div>

Taylor, Cotton, Ridley - (17) SP=CIAL LITE DOORS and hardware RO and Mechanical Buildings - purchased 12/11=- Lead time 8-10 weeks - EDA to ready to ship 3/25 <=div>

Tropicars - (1) 2=19 Polaris Ranger EV electric vehicle with roof, full windshield - Rust Pr=ofing 3/23 - EDA to Tropical FL 3/26

## =/div>

American Export - Red Cedar Lattice for LS1 Tiki Hut project - p=rchased 3/12 - Lead time 10 business days - EDA to ready to ship 3/27

## =/div> (cont.)

John C. Cassidy - 3 Ton Trane unit for LSJ Master Bath=- ordered 3/18 - EDA to Tropical FL pending IBU Gallery - "Pina" Jean Grisoni tab=e - purchased 2/28 - EDA to STT 4/1

Gemini Seawater Systems - 25K GPD Containeri=ed Seawater RO System for GSJ - EDA to Tropical FL 4/10 =br>

United Renta=s - (1) JLG 600A1 Boom Lift with 36" man basket, sand tires - purchas=d 1/31- Lead time 8 weeks - EDA to ready to ship 3/29

Red=ick Equipment Co. - (1) 100 gallon 2 wheel trailer sprayer, (1) 50 gallon = wheel trailer sprayer - purchased 1/28 - NOW EDA to ready to ship 4/1 =A0

Warren CAT - (1) Caterpillar CS54B Roller -=purchased 1/29 - Lead time 8 weeks - EDA to ready to ship 4/5 =div> =merican Export Company - (2) 96"x 96" Sliding Glass Doors for Fi=e Palms - purchased 3/5 - Lead time 6 weeks - EDA to ready to ship 4/16

Fletcher Larkin Building Supplies - (4) cement bag for constructi=n stock - purchased 3/5 - EDA to Tropical FL pending =nnovation Solar Garden Products - (2000) Garden lights - purchased 12/28 -=NOW production begins 2/20 - Lead time 11weeks (55 days) - EDA to M=A 38 days - EDA to STT June 2019