<table><tr><th>From:</th><th>michael glidden &lt;</th></tr><tr><td>Sent:</td><td>Wednesday, February 20, 2019 9:20 PM</td></tr><tr><td>To:</td><td>Daphne Wallace</td></tr><tr><td>Cc:</td><td>Stephanie Remington; Patrick Cena; Richard Kahn; Karyna Shuliak; ann rodriquez</td></tr><tr><td>Subject:</td><td>Re: Shipping Updates - February 20, 2019</td></tr></table>

Thank=you.

On Feb 20, 2019, at 5:00 PM, Daphne Wallace =lt; wrote:

<mailto:

## Greetings Mike,

## Arrived/Sailed/Booked to =ail

BOL =3574809 - Warren Power - (2) D 175-8 Electric Generators =or LSJ - on LS1

BOL =3554155 - AG-PRO Company - (1) JD 6130M tractor with 620R =oader - on LSJ

BOL 13580197 - Turbo Technologies Inc. - (1) 500 gallon =ydro-seeder on trailer - on STT - will clear 2/21

## BOL 13589173 - on SIT - =ill clear 2/21

=nbsp; Overstock = Safavieh California Shag Rug requested by JE =nbsp; Wayfair - (52) Sets Solar =ath Bollard LED Lights requested by JE

BOL 13589298 - Wayfair - (8) Sets Solar =ath Bollard LED Lights - short shipped from order - sailing 2/20 - WA =n STT 2/24

BOL =3595258 - sailing 2/20 - EDA on STT 2/24 =nbsp; =nbsp; Crate &Barrel - (4) Geoffrey 48" Chandeliers for =SJ =nbsp; Amazon - Solar =ommercial Battery Charger for LSJ and GSJ equipment

BOL 13592197 - Stark =arpet - LSJ Custom Carpet requested by JE - scheduled to sail 2/22 - =DA on STT 2/27

BOL 13577319 - Gemini Seawater Systems - 25K GPD =ontainerized Seawater RO System for GSJ - NOW WA to Tropical FL =/19

Awaiting Delivery to Tropical - Or to LSJ via FEDEX, =TC. 2015 GMC Yukon Denali (JE) - ship to =aris - Carlos, Daphne and Bella will coordinate - EDA to Tropical STT =/25

Arabian Tent Furniture - ship to Zorro Ranch per JE - Mike, =nna and Daphne will coordinate - EDA to Tropical STT 3/4

2017 Can-Am Maverick - =hip to Zorro Ranch per JE - Mike, Anna and Daphne will coordinate - EDA =o Tropical 3/4

STT

## BOL 13589173 - on SIT - =ill clear 2/21 (cont.)

EDIC Carpet Shampoo Machine - ship to NY House per JE - Mike, =nna and Daphne will coordinate - WA to Tropical ST13/4

United Rentals - (1) =enie GTH-1256 Telehandler with 72" forks, truss boom, bucket - =urchased 1/31- Lead time 4 weeks - EDA to ready to ship =11

Tropicars - (1) 2019 Polaris Ranger EV electric vehicle with =oof, full windshield - purchased 1/31- Lead time 4 weeks - EDA to =eady to ship 3/1

Reddick Equipment Co. - (1) 100 gallon = wheel trailer sprayer, (1) 50 gallon 2 wheel trailer sprayer - =urchased 1/28 - Lead time S weeks - EDA to ready to ship =14

Full Compass Systems - (2) Speakers, =2) Subwoofers per JE - purchased 2/19 - EDA to PB House 3/20

Taylor, Cotton, Ridley - =17) SPECIAL LITE DOORS and hardware RO and Mechanical Buildings - =urchased 12/11 - Lead time 8-10 weeks - EDA to ready to ship =/25

United =entals - (1) JLG 600AJ Boom Lift with 36" man basket, sand tires - =urchased 1/31- Lead time 8 weeks - EDA to ready to ship 3/29

Warren CAT - (1) =aterpillar CS54B Roller - purchased 1/29 - Lead time 8 weeks - EDA to =eady to ship 4/5

Innovation Solar Garden Products - (2000) Garden lights - =urchased 12/28 - NOW production begins 2/20 - Lead time 11weeks (55 =ays) - EDA to MIA 38 days - EDA to STT June 2019

Gold=Coast Yachts - Crew boat - production to begin 8/2019 - completion =an/Feb 2020