<table><tr><th>From:</th><th>jeffrey E. &lt;jeevacation@gmail.com&gt;</th></tr><tr><td>Sent:</td><td>Tuesday, January 19, 2016 12:02 AM</td></tr><tr><td>To:</td><td>Richard Kahn</td></tr><tr><td>Subject:</td><td>Re: FW: Palm Beach Renovations</td></tr></table>

talk to me tomrow

=div class="gmail_quote">On Mon, Jan 18, 2016 at 6:55 PM, Richard Kahn <r██████████████████
<mailto:r██████████████████> > wrote:

I spoke with the Brian Arrandale, the new GC you found on El Brillo Way=br>
We reviewed the following:

>1) Sea Wall / Dock - original quote (see attached) from Dan Labonte did=br»not have vendor name so I was unable to contact directly

> A) would you like Brian to quote same scope =f which is to just repair >existing structure (see attached)

> B) quote demolition of existing dock, remove=existing floating seawall >footer sheets, construct new seawall in front of existing seawall with =1 >(or another size) wide dock, install new 122 x 122 concrete p=les, >install new travertine on new boat dock and install boat lift

>

>2) Windows - Brian is reaching out to window vendor to obtain photos to=br»show you as they will be slightly different that existing wood windows<=r»due

>to heavier framework to support hurricane impact ratings

• -> Note lead =ime 16 weeks for windows

>

>3) Spa Room - Work will take approximately 2 weeks..

> A) quote from Palmer Marble and Tile Inc to =rovide materials and labor >for Spa room floor with 182 x 182 white carrerra marble tiles=br> > =C2 9,414.=0

• Brians crew will=remove carpet, the baseboard molding on the floor as >marble needs to go under it so it can expand and retract (based on time=- >estimated -> 3,000.00

>

=C2

=A0

=C2

=A0

=C2

=A0
=A0

=C2

Subtotal

=A0 12,414.00

>

=C2

=A0

=C2

=A0

=C2

=C2

GC FEE 15% =A0 1,862.55

>

=C2

=A0

=C2

=A0

=C2

=A0

=C2

Total Cost =A0 14,276.55

>
>    -> I have attached photos of existing bat=room  white carrerra tiles -
>note floors are honed down with sealer and are a slightly lighter color=br> >then the walls
>    -> Karyna advised Brian that she would li=e to use darker wall color on

>Spa room floor - Please confirm this is ok
>
>
>4) Bedroom Floor Joints
>
> -> Plan is to pull up carpet and preserve=so it can be reused, then cut
>out plywood that is sinking and view from 3 sides (2 bedrooms and
>hallway), bring floor up and support
> -> Estimated cost for time and materials =,000 - 10,000
>
>
>Brian can begin Spa Room and Bedroom on Wednesday January 20th
>Please advise if ok to proceed
>
>In addition please advise scope of work for sea wall / dock and if dark=r
>carerra marble for floor is ok
>
>Thank you
>
>
>Rich
>
>
>On 1/15/16, 2:23 PM, "Janusz Banasiak" <████████████████ <r███████████████████> > wrote:
>
>>Hi Rich here they are
>>
>>
>>
>>
>>
>>
>>
>>
>>
>>
>>Sent from my iPhone

## please =ote

The information contained in this communication is confiden=ial, may be attorney-client privileged, may constitute inside informati=n, and is intended only for the use of the addressee. It is the propert= of JEE Unauthorized use, disclosure or copying of this communica=ion or any part thereof is strictly prohibited and may be unlawful. If =ou have received this communication in error, please notify us immediat=ly by return e-mail or by e-mail to

## please =ote (cont.)

jeevacation@gmail.com <mailto:jeevacation@gmail=com> , and destroy this comm=nication and all copies thereof, including all attachments. copyright -=11 rights reserved