| Field | Extracted content |
|---|---|
| To | [name redacted] (followed by a blacked-out/redacted segment) |
| Cc | [name redacted] (email shown as j*****@gmail.com); [name redacted]; [name redacted]; [name redacted] (several segments blacked-out/redacted) |

## Glidden

<table><tr><th>From:</th><th>Stephanie Remington</th></tr><tr><td>Sent</td><td>Fri 5/24/2019 3:35:11 PM</td></tr><tr><td>Subject</td><td>Re: Reefco Updates</td></tr></table>

I can't see how this will work with guests coming in that week. We have reached out to Dave to let us know if by any chance the order arrives on time or sooner that we can get Cabana 1 installed by June 1 to give us time to repair the cement board and paint ahead of guest arrival. Will keep you posted if we manage to pull it off.

## Stephanie Remington

LSJE, LLC

On Fri, 24 May 2019 at 11:03, Richard Kahn <████████████████████████> wrote:

## Library

unit has not yet been ordered

Dave will order Monday May 27th and says he will have in 6 weeks which is July 8th and installed by July 15th

## Cabana AC's

shipping next week and hopes to have by May 31st Goal is to install week of June 3rd

## <u>Fuel Tank Rooms</u>

## Dave reduced initial quote by 4500 and will order today hopes to have by June 15th and will then schedule install

Daphne can you please update Smart Sheet with this info Thank you

Richard Kahn
HBRK Associates Inc.
575 Lexington Avenue, 4th Floor
New York, NY 10022
tel: 
fax:

## Dave reduced initial quote by 4500 and will order today hopes to have by June 15th and will then schedule install (cont.)

cell