<table><tr><th>From:</th><th>Jermaine Rua</th></tr><tr><td>Sent:</td><td>Tuesday, September 2, 2014 9:07 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Subject:</td><td>Tower Project Status</td></tr></table>

Good day =oss,

As per our conversation, here is the proposed schedule =or completion of the tower project :

* ./span>lf the second payment ($ 90,019.85 ) is =pproved and received this week the order can be made 9/8/14. From =here:

- o 3 Weeks for balance =f the equipment to arrive

- o 1 Week to complete =SJ installation

- o 1 Week to complete =TC installation

- o 2 Weeks to finalize =11 sites including programming and active swaps for =ackup.

=o:p>

Does Terrence have permission =o work on adjusting the tower to the height of the berm this week =tarting tomorrow 9/3, while you are in residence?

Regards

JRuan