<table><tr><th>From:</th><th>brice gordon</th></tr><tr><td>Sent:</td><td>Friday, April 6, 2018 8:55 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Cc:</td><td>Rich Kahn; LSJ GSJ</td></tr><tr><td>Subject:</td><td>LSJ Cabana &amp; Flooring Project</td></tr></table>

Qui=k Update

<=div>

Have managed to=source material locally for enclosing doors in Cabana's This will be on site tomorrow=/div> EB are startin= work tomorrow, and will continue though the weekend removing concrete hea=ers from cabana's Luciano Tile scheduled to start work Monday, (Chilax Floor first) w=ll reconfirm tomorrow.

S=ipping of Wood Flooring Material (AHF) has been delayed, now expected 4/18= this really should affect schedule as they have a lot of demo and prepare=before needing material.

They can also lay chilax floor

any concerns let me know

regards

Brice Gordon
The Saint James Group<=b>
USVI

Ph: