<table><tr><th>From:</th><th>jeffrey E. &lt;jeevacation@gmail.com&gt;</th></tr><tr><td>Sent:</td><td>Saturday, March 19, 2016 7:00 PM</td></tr><tr><td>To:</td><td>Brice Gordon</td></tr><tr><td>Subject:</td><td>Re: ZDC Water Development</td></tr></table>

great,

On Sat, Mar 19, 2016 at 1:51 PM, Brice Gordon > > wrote:

Jeffre=

attached photos for you= reference

The new distr=bution shed and pump station for wells 4, B and K is at 75% completion. I anticipate new =ump skid to be online by Tuesday next week.

The remaining work includes, moving of Large =etal tank close new building and tying in to new system. Programing of VFD=.$39;s, commissioning of new pump skid, lights and heater install.

## Irrigation Pond

Compaction of walls starts next week and=final grading =hen work is completed at Well 4 the focus will be on infrastructure to fil= and discharge from Pond

Brice Gordon
Stanley= NM

Ph:
</=iv>

## please =ote

The information contained in this communication is confiden=ial, may be attorney-client privileged, may constitute inside informati=n, and is intended only for the use of the addressee. It is the propert= of JEE Unauthorized use, disclosure or copying of this communica=ion or any part thereof is strictly prohibited and may be unlawful. If =ou have received this communication in error, please notify us immediat=ly by return e-mail or by e-mail to jeevacation@gmail.com <mailto:jeevacation@gmail=com> , and destroy this comm=nication and all copies thereof, including all attachments. copyright -=11 rights reserved