<table><tr><th>From:</th><th>Brice Gordon &lt;</th></tr><tr><td>Sent:</td><td>Friday, July 8, 2016 6:34 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Cc:</td><td>Rich Kahn</td></tr><tr><td>Subject:</td><td>ZDC Microwave Project Update</td></tr></table>

Jef=rey

=div class="gmail_default" style="font-size:small">Future Tech are sche=uled to be on sight July 31st for the install of Microwave Link from Sandi= Crest to Main House.

Install of Link is expected to take 5 to 7 days

There have some changes to the initial desig=.

Due to engin=ering and tower owner concerns, the existing T1link will be decommissione=, New An=ennas will be installed in place of existing.

T1 Phone service and Data services will use=new link, Please note during this time Phone Services to the Ranch will be d=srupted.

<=div>

CenturyLink

There is an issue =ith the Fiber Install on Sandia Crest.

The initial install entailed laying 6-8 ft of cond=it from Centurylink Demark to an Existing Conduit owned by tower owner, Si=rra Nevada Towers.

The Tower owner has indicated the existing conduit has been badly dama=ed and there will be a need to lay a new run of conduit from Dmark to his =uilding. (40' rigid buried and 140' above ground galvanized condui=.), Sierra Nevada have indicated a Estimated Cost of $4500.00, with aiv class="gmail_default" style="font-size:small">work been completed b= Thursday next week

I di= initial indicate to Rich, we could perform this work for $3500.00, but afrer reviewing scope of work with Future Tech, I would advise Sierra Nevada =erform this work.

Centurylink have indicated this could possibly delay install of Circuit=/div>

Do I have your approval =o move forward with Sierra Nevada

Regards Brice

=br>

=div class="gmail_default" style="font-size:small">

<=div>

## Brice Gordon

Stanley, NM

<=>

Ph: