<table><tr><th>To:</th><th>Lesley Groff[le</th></tr><tr><td>Cc:</td><td>Rich Kahn</td></tr><tr><td>From:</td><td>Daphne Wallace</td></tr><tr><td>Sent:</td><td>Wed 5/29/2019 3:36:29 PM</td></tr><tr><td>Subject:</td><td>Re: Shipping Updates - May 28, 2019</td></tr></table>

Greetings L,

No the Denali I am tracking on my Shipping Updates is the one that went to France. This Denali is not on the Punchlist, but for your knowledge, it arrived in Le Havre on 5/26. French customs contacted Valdson this morning (5/29) to let him know the Denali will be ready for pick up on 5/31 or 6/3. Bella advised Valdson to collect the original Carnet (which I Fedexed last week, and it was received by our broker in France on 5/24) and take it with him.

Carlos dropped the St. Thomas Denali to Caribbean Auto Mart (GMC dealership) this morning. I called him and told him you will need an update this afternoon, before 4:45 pm, for JE.

On Wed, May 29, 2019 at 10:13 AM Lesley Groff <████████████████████████> wrote:

Hi Daphne...! show Jeffrey's Denali is to go in the shop today to have the AC fixed...I don't know if this is the same Denali you reference in this mail...(line #158 on Jeffrey's punch list and in the priority list) Can you let me know...is the Denali that needs AC fixed going in today? Will we have a turn around time to fix it by 4:45pm today so we can update JE on the call?

On May 28, 2019, at 6:13 PM, Daphne Wallace < wrote:

Greetings Mike,

## Arrived/Sailed/Booked to Sail

<table><tr><th><u>Arrived/Sailed/Booked</u></th><th><u>to Sail</u></th></tr><tr><td><mark>BOL 13713967</mark>
stock</td><td>- Fletcher Larkin Building Supplies - (12) cement bags for construction
- on STT 5/11 - cleared, off-loaded, awaiting pickup</td></tr><tr><td><mark>BOL 13720832</mark></td><td>- on STT 5/11 - cleared, off-loaded, awaiting pickup
-GEI Works - Type 2 HD Permeable Silt Barrier for GSJ
- American Export - LSJ GYM Doors &amp; Windows replacement</td></tr><tr><td><mark>BOL 13640387</mark>
awaiting</td><td>- 2019 Freightliner 122SD dump truck - on STT - registered, parked,
transport over to LSJ</td></tr><tr><td><mark>BOL 13734465</mark>

per JE</td><td>- on STT 5/22 - cleared, off-loaded, awaiting pickup
Tiki Shack Importers - (70) rolls of Thatch
- Wayfair - (100) Pure Garden Solar Path Bollard LED Pathway Lights,</td></tr></table>

- BOL 13665718 - Warren CAT - (1) Caterpillar CS54B Roller with Shell Kit - on STT 5/22 - cleared, awaiting pickup

## Arrived/Sailed/Booked to Sail (cont.)

- BOL 13745848 - on STT 5/28 - cleared, awaiting pickup

	- BeverageFactory.com - Summit Appliance Commercial Outdoor Freezer for Tiki House

- Home Depot - H0220-160458 - (2) Samsung washers and (2) Samsung dryers for LSJ

- BOL 13677820 - EBL Watercraft - GIBBS Quadski returned to dealer for repairs per JE - dismantling in progress - NOW initial findings by 5/31

- BOL 13623863 - 2015 GMC Yukon Denali (JE) - EDA in Le Havre France 5/26 - awaiting confirmation of arrival

## <u>Awaiting Delivery to Tropical - Or to L5J via FEDEX. ETC.</u>

- ABC Nursery <u>-</u> (50) White Oleanders, (200) White Fountain grass, (12) Ficus trees - EDA on STT 5/28 - EDA ready for pickup 5/31

- Tropicars - (3) 2019 Polaris Ranger EV, rust proofing kit included - units received at shop 5/23 - rust proofing 5/31 - EDA to Tropical FL 6/7

- Online Fabric Store - (5000) yards Jute Erosion Control Cloth, selected by JE - purchased 5/28 - EDA to Tropical FL 6/7

- JCH - Final Cistern Pump for LSJ - ordered 5/24 - Lead time 6 weeks - EDA to Tropical FL 7/10

- Innovation Solar Garden Products - (2000) Garden lights - sailed from China 5/21 - EDA to MIA 45 days (7/3) - NOW EDA to STT 7/27

- Blue Ocean Tackle Inc - (4) Ocean Guard Netless Fenders for Big N - purchased 5/24 Lead time 10 weeks - EDA ready to ship 8/2

- Buck Steel - Project BS36653 Order - 40 x 60 Steel building replacement for Heavy machinery storage - Approved and Signed Plan Drawings submitted 5/24 - Authorization to Release submitted 5/28 - Lead time 12 weeks - EDA to Tropical FL 8/23