<table><tr><th>From:</th><th>jeffrey E. &lt;jeevacation@gmail.com&gt;</th></tr><tr><td>Sent:</td><td>Tuesday, September 2, 2014 9:17 PM</td></tr><tr><td>To:</td><td>Jermaine Ruan; Richard Kahn</td></tr><tr><td>Subject:</td><td>Re: Tower Project Status</td></tr></table>

pleae have fames review for stupidity

On Tue, Sep =, 2014 at 5:07 PM, Jermaine Ruan <
></=pan> wrote:

Good day Boss,

As per our conversation, her= is the proposed schedule for completion of the tower project :<=u>

* =C2* if the second payment ($ 90,019.85) is =pproved and received this week the order can be made 9/8/14. From there:

- o 3 Weeks for balance of the equi=ment to arrive

- o 1 Week to complete LSJ installa=ion

- o 1 Week to complete STC installa=ion

- o 2 Weeks to finalize all sites i=cluding programming and active swaps for backup.

Does Terrence have permission to work on adjusting the tower to the hei=ht of the berm this week starting tomorrow 9/3, while you are in residence=

Regar=s

JRuan

--

=A0 please note

The information contained in this communication is confidential, ma= be attorney-client privileged, may constitute inside information, and =s intended only for the use of the addressee. It is the property of JEE

Unauthorized use, disclosure or copying of this communication or =ny part thereof is strictly prohibited and may be unlawful. If you have=received this communication in error, please notify us immediately by return e-mail or by e-mail to jeevacation@gmail.com

<mailto:jeevacation@gmail.com> , and
destroy this communication =nd all copies thereof,
including all attachments. copyright -all rights=reserved