| Field | Visible content |
|---|---|
| From | Richard Kahn |
| To | Daphne Wallace (plus a redacted recipient) |
| Cc | michael glidder; ann rodriquez (both partly redacted); Patrick (redacted) |
| Other recipients / addresses shown | Shuliak (karynashuliak@icloud.com); Una Pascal (partly redacted) |

From: Richard Kahn

Sent Mon 6/10/2019 2:45:21 PM

Subject: Re: Shipping Updates - June 4, 2019

Scheel can you please confirm from list below and highlighted in green what still remains at tropical

thank you

Richard Kahn
HBRK Associates Inc.
575 Lexington Avenue 4th Floor
New York, NY 10022
tel ████████████
fax ████████████
cell ████████████

On Jun 4, 2019, at 8:27 PM, Daphne Wallace <█████████████████████████> wrote:

Greetings Mike,

## Arrived/Sailed/Booked to Sail

BOL 13713967 - Fletcher Larkin Building Supplies - (12) cement bags for construction stock - on STT 5/11 - cleared, off-loaded, awaiting pickup

BOL 13720832
BOL 13734465
per JE

BOL 13720832 - on STT 5/11 - cleared, off-loaded, awaiting pickup

- GEI Works - Type 2 HD Permeable Silt Barrier for GSJ

- American Export - LSJ GYM Doors & Windows replacement

BOL 13734465 - on STT 5/22 - cleared, off-loaded, awaiting pickup

- Tiki Shack Importers - (70) rolls of Thatch

- Wayfair - (100) Pure Garden Solar Path Bollard LED Pathway Lights,

BOL 13665718 - Warren CAT - (1) Caterpillar CS54B Roller with Shell Kit - on STT
5/22 - cleared, awaiting pickup

BOL 13745848 - on STT 5/28 - cleared, off-loaded, awaiting pickup

- <u>BeverageFactory.com</u> - Summit Appliance Commercial Outdoor Freezer

## Arrived/Sailed/Booked to Sail (cont.)

for Tiki House

- Home Depot - H0220-160458 - (2) Samsung washers and (2) Samsung dryers for LSJ

- ABC Nursery - (50) White Oleanders, (200) White Fountain grass, (12) Ficus trees - at ABC Nursery - pick up Wednesday, 6/5

<mark>BOL</mark> 13-6403R - 2019 Freightliner 122SD dump truck - on LSJ

<mark>BOL 13623801</mark> - 2015 GMC Yukon Denali (JE) - Denali ready for pick up

- BOL 13764060 - Online Fabric Store - (5000) yards Jute Erosion Control Cloth - scheduled to sail 6/5 - EDA on STT 6/9

## <u>Awaiting Delivery to Tropical - Or to LSJ via FEDEX. ETC.</u>

Amazon <u>-</u> Bench-top Mortiser - ordered 5/31 - EDA to Tropical FL 6/6

- SitcOnc Landscape - (3) pallets Seed Starter, 20-20-20 fertilizer - purchased 6/3 - EDA to Tropical FL 6/7

Amazon - Shaper for Carpentry - ordered 5/31 - EDA to Tropical FL 6/10

- Tropicars - (3) 2019 Polaris Ranger EV, rust proofing kit included - NOW rust proofing 6/12 - EDA to Tropical FL 6/21

Amazon - Industrial Planer - ordered 5/31 - EDA to Tropical FL 6/27

- JCH - Final Cistern Pump for LSJ - ordered 5/24 - Lead time 6 weeks - EDA to Tropical FL 7/12

- JCH - Components for Pump Control System - ordered 6/4 - EDA to ready to ship 6/30

- Innovation Solar Garden Products - (2000) Garden lights - sailed from China 5/21 - EDA to MIA 45 days (7/3) - NOW EDA to STT 7/27

- Blue Ocean Tackle Inc - (4) Ocean Guard Netless Fenders for Big N - purchased 5/24 - Lead time 10 weeks - EDA ready to ship 8/2

- Buck Steel - Project BS36653 Order - 40 x 60 Steel building replacement for Heavy machinery storage - Building released to production 6/3 - Lead time 12 weeks - EDA to ready to ship 8/26