<table><tr><th>From:</th><th>Richard Kahn</th></tr><tr><td>Sent:</td><td>Saturday, September 26, 2015 8:23 PM</td></tr><tr><td>To:</td><td>Jeffrey Epstein</td></tr><tr><td>Subject:</td><td>FW: lighting system status</td></tr></table>

From: Alfred Buonanno
Date: Saturday, September 26, 2015 at 3:24 PM
To: Richard Kahn
Subject: RE: lighting system status

=meta name="Generator" content="Microsoft Word 15 (filtered medium)">

As stated in punch list the antique brass plates require custom sizin= which could not be determined until all keypads were install. Keypad= could not be installed until wiring was identified and tested. All of these items take time and as such were not completed until this week du= to the extensive delays. Note this is just for the antique brass pla=es. Keypad engravings have been order and should arrive this week.

&nb=p;

From: Richard Kah=

Sent: Saturday, September 26, 2015 3:15 <u>PM</u>

To: Al B=onanno <

Subject: Re: lighting system status

<= class="MsoNormal">

Please ad=ise why plates are just being ordered now as we ordered them months ago. Th=nk you.

Sent from my iPhone

On Sep 26, 2015, at 2:39 PM, Al Buonanno wrote:

Hello=Richard and Merwin,

As you know the lighting system is not completed. = While much of the lighting is fully functional there are a few locations t=at are not. The troublesome locations are the dimmed/switched outlets= These locations had specialty wiring that will need further work from the electricians. Please note that =e have been assisting them as much as possible.

As you are both aware the =tarts and stops have added a lot of time to the project. I am confide=t that one more strong push after Mr. Epstein departs on October the 5=h and we will be in good shape.

&n=sp;

Punch List:

	- &nb=p; Troubleshoot all outlets and correct RPM wiring=as required.

	- Double check all load identification for accura=e documentation for the as build system design.

		=nbsp; Install all engravings on keypads. (most should=arrive this week)

- Finalize additional customized keypads with spe=ialty functions. (these are keypads with house wide commands)

- &nbs=; Order and install all customized antique plates= (note: all keypads needed to be installed for proper custom dimensio=s. Measurements were performed on Friday and plates will be ordered o= Monday. 2-3 week lead time.

Pleas= contact me with any questions, comments, or concerns.

Regards,=/p>

Al

</p>

Alfred Buonanno

Clarity Custom =nc.

1792 West 11th Street

Brooklyn NY 11223