<table><tr><th>From:</th><th>Jeffrey Epstein &lt;jeevacation@gmail.com&gt;</th></tr><tr><td>Sent:</td><td>Tuesday, July 5, 2011 9:51 PM</td></tr><tr><td>To:</td><td>emad henna; Richard Kahn</td></tr><tr><td>Cc:</td><td>Gary Kemey; Brice</td></tr></table>

I have gone throught the construction schedule with gary and Brice,, to =ind things like the relax room ready on 6 10.. however the dconument is pr=pared on july 1st, the rooom is not ready, there are tons of bad number= and misleading dates. almost no usefull information,, carpenters , stone=masons needed, ion schedule, , flagpole pool cabana, , cabana 4, Etc,,=it list desal plant as finishing on 722 though it finished last week. =A0 this is unacceptable. we have no idea of brices cottage, , thing= to be ordere, labor can start, although once again , 4 months later , = am told that we haven't hired people.

*********

T=e information contained in this communication is confidential, may be a=torney-client privileged, may constitute inside information, and is int=nded only for the use of the addressee. It is the property of Jeffrey Epstein Unau=horized use, disclosure or copying of this communication or any part th=reof is strictly prohibited and may be unlawful. If you have received t=is communication in error, please notify us immediately by return e-mail or=by e-mail to je=vacation@gmail.com <mailto:jeevacation@gmail.com> , and destroy this communication and all copies t=ereof, including all attachments. copyright -all rights reserved

--bcaec53f980fa255bf04a759793b-- conversation-id 192165 date-last-viewed 0 date-received 1309902641 flags 8590195713 remote-id 166149