<table><tr><th>From:</th><th>jeffrey E. &lt;jeevacation@gmail.com&gt;</th></tr><tr><td>Sent:
To:</td><td>Monday, July 11, 2016 8:48 PM
Richard Kahn</td></tr><tr><td>Subject:</td><td>Fwd: ZDC Microwave Project Update</td></tr></table>

??

Forwarded <u>mess=ge</u> From: Brice Gordon c=1 Date: Mon, Jul 11, 2016 at 1:58 PM Subject: Re: ZDC Mi=rowave Project Update To: "jeffrey E." «mailto:zdc.rt41@gmail.com> jeevacation@gmail.com <u><mailto:=eevacation@gmail.com»</u> Cc: Rich Kahn «= href=

Je=frey

Advised Future Tech of your concerns regarding down time of p=one service during install of new Microwave link.

The best they can do i=

Slide the existing T1 link down the tower on Sandia Crest a=d Ranch, reestablish service this will take two days and 4=men, cost $6800.00, /down time 2 days </=>instead of 5 days once new lin= is installed, decommission old T1 link, down time 2-4 hrs.

jeevacation@gmail.com> wrote:

ok for sierra, but cannot have p=one disruption

On Fri, Jul 8, 2016 at 2:33 PM, Brice Gordon > wrote:

Jeffrey

Future Tech are scheduled=to be on sight July 31st for the install of Microwave Link from Sandia Cre=t to

Main House.

Install of Link is ex=ected to take 5 to 7 days

There have some changes to the initial design.=/div> Due to engineering and tower owner con=erns, the existing T1link will be decommissioned, New Antennas will be installed in place of existing.</=iv> T1 Phone service and Data services will =se new link, Please note during =his time Phone Services to the Ranch will be disrupted.

Centuryli=k There is an issue with the Fiber Ins=all on Sandia Crest. The initial insta=l entailed laying 6-8 ft of conduit from Centurylink Demark to an Existing=Conduit owned by tower owner, Sierra Nevada Towers. The Tower owner has indicated the existing conduit has been b=dly damaged and there will be a need to lay a new run of conduit from Dmar= to his building. (40' rigid buried and 140' above ground galvaniz=d conduit.), Sierra Nevada have indicated a Estimated Cost of $4500.00, wi=h work been completed by Thursday next=week

I did initial indicate to Rich, we could perform this work for $350=.00, but after reviewing scope of work with Future Tech, I would advise Si=rra Nevada perform this work.

Centuryl=nk have indicated this could possibly delay install of Circuit

Do I have=your approval to move forward with Sierra Nevada

Regards Brice

<=iv style="font-size:small">

=/div>

Brice Gordon
Stanley, NM



=AO please note

The information contained in this commu=ication is confidential, may be attorney-client privileged, may cons=itute inside information, and is intended only for the use of the addre=see. It is the property of

JEE

Unauthorized use, disclosure or copyi=g of this communication or any part thereof is strictly prohibited a=d may be unlawful. If you have received this communication in error, pl=ase notify us immediately by return e-mail or by e-mail to jeevacation@gmail.com, a=d destroy this communication and all copies thereof, including all a=tachments. copyright -all rights reserved

=div dir="Itr">
Brice Gordon
Stanl=y, NM

09>

Bric= Gordon
Stanley, NM

=AO please note

The information contained in this commu=ication is confidential, may be attorney-client privileged, may cons=itute inside information, and is intended only for the use of the addre=see. It is the property of JEE

Unauthorized use, disclosure or copyi=g of this communication or any part thereof is strictly prohibited a=d may be unlawful. If you have received this communication in error, pl=ase notify us immediately by

return e-mail or by e-mail to jeevacation@gmail.com, a=d destroy this communication and all copies thereof, including all a=tachments. copyright -all rights reserved