<table><tr><th>From:</th><th>jeffrey E. &lt;jeevacation@gmail.com&gt;</th></tr><tr><td>Sent:</td><td>Tuesday, January 19, 2016 12:03 AM</td></tr><tr><td>To:</td><td>Richard Kahn</td></tr><tr><td>Subject:</td><td>Re: FW: Palm Beach Renovations</td></tr></table>

how can remoninv baseboards be 3000 , the room =s 15 by 15 .

windows.

=div class="gmail_extra">

On Mon, Jan 18, 2=16 at 6:55 PM, Richard Kahn <
>=wrote:

<table><tr><th>&gt;</th><th></th></tr><tr><td colspan="2">&gt;I spoke with the Brian Arrandale, the new GC you found on El Brillo Way=br»
&gt;We reviewed the following:</td></tr><tr><td>&gt;</td><td></td></tr><tr><td>&gt;1) Sea Wall / Dock</td><td>- original quote (see attached) from Dan Labonte did=br»not have vendor name so I was</td></tr><tr><td>unable to contact directly</td><td></td></tr><tr><td>&gt; A) would you
&gt;existing structure</td><td>like Brian to quote same scope =f which is to just repair
(see attached)</td></tr><tr><td>&gt; B) quote demolition
&gt;footer sheets,
&gt;(or another size)
&gt;install new travertine
&gt;</td><td>of existing dock, remove=existing floating seawall
construct new seawall in front of existing seawall with =1
wide dock, install new 122 x 122 concrete p=les,
on new boat dock and install boat lift</td></tr><tr><td>&gt;2) Windows - Brian
different that existing wood
&gt;to heavier framework
&gt; -&gt; Note lead
&gt;</td><td>is reaching out to window vendor to obtain photos to=br&gt; &gt;show you as they will be slightly
windows&lt;=r&gt; &gt;due
to support hurricane impact ratings
=ime 16 weeks for windows</td></tr><tr><td colspan="2">&gt;3) Spa Room - Work will take approximately 2 weeks..
&gt; A) quote from Palmer Marble and Tile Inc to =rovide materials and labor
&gt;for Spa room floor with 182 x 18² white carrerra marble tiles-br&gt;&gt; =C2 9,414.-0
&gt; Brians crew will remove carpet, the baseboard molding on the floor as
&gt;marble needs to go under it so it can expand and retract (based on time=-
&gt;estimated 3,000.00</td></tr><tr><td>&gt; =C2</td><td>=AO =C2 =AO =C2 =AO =C2</td></tr><tr><td>Subtotal =A0 12,414.00</td><td></td></tr><tr><td>&gt; =C2</td><td>=AO =C2 =AO =C2 =AO =C2</td></tr><tr><td>GC FEE 15% =A0 1,862.55</td><td></td></tr><tr><td>&gt; =C2</td><td>=AO =C2 =AO =C2 =AO =C2</td></tr><tr><td>Total Cost =A0 14,276.55</td><td></td></tr></table>

> -> I have attached photos of existing bat=room white carrerra tiles -
>note floors are honed down with sealer and are a slightly lighter color=br> >then the walls
> -> Karyna advised Brian that she would li=e to use darker wall color on
>Spa room floor - Please confirm this is ok
>
>
>4) Bedroom Floor Joints
>
> -> Plan is to pull up carpet and preserve=so it can be reused, then cut
>out plywood that is sinking and view from 3 sides (2 bedrooms and
>hallway), bring floor up and support
> -> Estimated cost for time and materials =,000 - 10,000
>
>
>Brian can begin Spa Room and Bedroom on Wednesday January 20th
>Please advise if ok to proceed
>
>In addition please advise scope of work for sea wall / dock and if dark=r
>carerra marble for floor is ok
>
>Thank you
>
>
>Rich
>
>
>On 1/15/16, 2:23 PM, "Janusz Banasiak" <janusz53@me.com <mailto:=anusz53@me.com> > wrote:
>
>>Hi Rich here they are
>>
>>
>>
>>
>>
>>
>>
>>
>>
>>
>>Sent from my iPhone

please =ote

The information contained in this communication is confiden=ial, may be attorney-client privileged, may constitute inside informati=n, and is intended only for the use of the addressee. It is the propert= of JEE Unauthorized use,

disclosure or copying of this communica=ion or any part thereof is strictly prohibited and may be unlawful. If =ou have received this communication in error, please notify us immediat=ly by return e-mail or by e-mail to jeevacation@gmail.com <mailto:jeevacation@gmail=com> , and destroy this comm=nication and all copies thereof, including all attachments. copyright -=11 rights reserved