<table><tr><th>From:</th><th>Richard Kahn</th></tr><tr><td>Sent:</td><td>Friday, June 3, 2016 8:34 PM</td></tr><tr><td>To:</td><td>jeffrey E.</td></tr><tr><td>Subject:</td><td>Fwd: ZDC Microwave Link</td></tr></table>

attached is email with proposed worst case dates for Zorro =icrowave install future tech was waiting for latest =echnology on dragon wave which is causing a potential 2-3 week pushback =rom original planned completion date of July 15th email below states that they would begin testing 8/5/2016 and = would add an extra week for potential unforeseen issues i am concerned this will interfere with your planned =isit please advise thank =ou

FYI - future tech feels confident that =hey can go directly from sandia crest to main house (still need to work out issues on pole height and or new pole =t main house which future tech will install for us)

Richard Kahn

HBRK Associates Inc.

- Document type: Forwarded email header (HBRK Associates Inc.)
- From: [name redacted]
- Subject: RE: ZDC Microwave (message shows encoding artifact "=ink")
- Date: June 3, 2016 at 9:27:14 AM
- To: [primary recipient redacted]
- Cc: multiple recipients (most redacted); one visible email: zorro.office@gmail.com
- Body opening line: "Hello Richard and [redacted]"

I hope all is well.

Per our discussion earlier this week we follow up with =ragonwave on an exact date of delivery. Dragonwave has informed us that =he radios (Long lead item) would ship by no later than 7/29.

Net of this, we would like to plan for the following to help =itigate the timing delay of the radio arrival and try to keep the =nstallation timing as tight as possible and stick to the original solution using =he Enhanced Multi-Carrier solution.

Sequence of Events:

	- Pre-ship all materials besides the radios (To arrive in =arket the week of 7/25 or earlier)

	* Antennas, Mounts, Installation Materials, Cable, etc.

• FT build crew to arrive in market on Sunday 7/31/16

• FT will begin the construction on 8/1/16 starting with the =ain Residence Location

• Once the main residence location is complete, we will move to =andia Crest

	• By the time FT is CONSTRUCTION COMPLETE on both ends the =adios will arrive in market.

	• FT will then pre-configure the radios at the main residence =ocation and then install them on

each end

• Once the radios are installed, FT will begin the link =lignment. (We would expect to be at this point by Friday 8/5/16

• In the case the Sandia Crest to Main Residence location does =ot meet the performance requirements, we will then go build the ZDC tower and relay the connection through =here

Please review and let us know if we can move forward on this =asis.

We need your confirmation, so that we can finalize the FCC =icensing to be the enhanced multi-carrier product. Our preference would be to maintain this plan, but will defer to you for guidance.

NOTE: We are of course trying to see if we can make any =mprovements on the timelines, but this would be what we feel is =onservative planning, based on the information we have.

Thanks again!

Best regards,

Chris Cappiello

Director of Business =evelopment

Future Technologies =enture, LLC

From: Richard Kahn [REDACTED]
Sent: Wednesday, June 1, 2016 10:38 AM
To: Chris Cappiello [REDACTED]
Cc: [REDACTED]
<mailto:zor [REDACTED]
Subject: Re: ZDC Microwave Link

lets do 4pm EST

thanks

Richard Kahn
HBRK Associates Inc.
██████████████████████████████
██████████████████████████████
██████████████████████████████
██████████████████████████████

On Jun 1, 2016, at 10:32 AM, =hris Cappiello

Richard,

Do you have a preference?

Best =egards,

Chris =appiello

Director of Business =evelopment

Future =technologies Venture, LLC

From: Brice Gordon
Sent: Wednesday, June 1, 2016 10:31 AM
To: Chris Cappiello
Cc: Richard Kahne. P; ZDC
Subject: Re: ZDC Microwave Link

, either time works for me

On Wed, Jun 1, 2016 at 7:33 AM, =hris Cappiello

Hey Brice and Richard,

Do you have time today at 4 or 5 EST to catch up on this project?

Best regards,

Chris Cappiello

Director of Business Development

Future Technologies Venture, LLC.

| Field | Value |
|---|---|
| Header | -----Original Message----- |
| From | Brice Gordon (email redacted) |
| Sent | Wednesday, May 25, 2016 5:31 PM |
| To | Chris Cappiello (email redacted) |
| Cc | Richard Kahn (email redacted); ZDC (email redacted) |
| Context / surrounding text | Future Technologies Venture, LLC. |

=

Subject: Re: ZDC Microwave =ink

Thank you

Sent from my iPhone

> On May 25, 2016, at 3:19 PM, Chris Cappiello
>

> the FCC licensing process is in process and we are waiting for a =onfirmation. We expect it by

NLT Wednesday

>

> Once that is complete we will verify the equipment availability

>

>

> Best regards,

>

>

> Chris Cappiello

> Director of Business Development

> Future Technologies Venture, LLC

> -----Original Message-----

> From: Brice Gordon [mailto:

> Sent: Wednesday, <u>Ma</u> 25 2016 4:34 PM

> To: Chris Cappiello

> Cc: Richard Kahn
<zorro.office@gmail.com>

> Subject: ZDC Microwave Link

>

> Good Afternoon

> Any updates regarding microwave path from Sandia Crest to Ranch =egards Brice

>

>

> Sent from my iPhone

Brice =ordon

Stanley, NM