<table><tr><th>From:</th><th>Brice Gordon &lt;zdc.rt41@gmail.com&gt;</th></tr><tr><td>Sent:</td><td>Sunday, September 13, 2015 5:35 PM</td></tr><tr><td>To:</td><td>jeffrey E.</td></tr><tr><td>Cc:</td><td>Rich Kahn; Zorro Ranch</td></tr><tr><td>Subject:</td><td>Re: ZDC PB and Log Cabin</td></tr></table>

=div class="gmail_default">Jeffrey E.
12:00 AM (11hours ag=)

to me, Richa=d

h=w long to make level with the plan i produced originally for grading= i assume much of the work can get done whetehr you are there are no=. i will come out late october . to mark out beds= so i hope grading finshed by then

<=iv class="gmail_default">Jeffrey

<=div>

Anticipate completion of Log Cabin last w=ek of September, and then planned to re mobilize to MH Project E mail and Photos of progress at Log Cabin to follow=/div>

W= will try to meet that deadline, <=r> Reminder its a 9 plus foot retaining =all, backfill for 80 percent of area involved, compaction,

An issue th=t needs to be addressed, Drainage,=under the present plan/grade, in the event of a down pour proposed path ma=erial and small landscape walls will get washed away

regards Brice

<=iv class="gmail_default" style="font-size:small">

On Wed, Sep 2, 2=15 at 11:26 AM, Zorro Ranch <zdc.rt41@gmail.com <mailto:zdc.rt=1@gmail.com> > wrote:

Ok Confirm=ng we will concentrate on log cabin until we get design confirmation for N=w garden at main house Thank you Brice =A0

Sent from my iPhone

On Sep =, 2015, at 10:58 AM, jeffrey E. <jeevacation@gmail.com <mailto:jeevacation@gmail.co=> > wrote:

do not hold off. her visi= is not very important to me

On Wed, Sep 2, 2015 at 12:11 PM, Brice Gordon <zdc.=t41@gmail.com <mailto:zdc.rt41@gmail.com> > wrote:

Jeffrey=/div>

Staging material, rocks =nd dirt at the log cabin have scheduled for today and tomorrow
I intended to hold off on =ny other work at that location until after Linda's visit 14th Sept

We have been stock piling di=t for back fill and grade MH, unfortunately the track hoe broke down
=div class="gmail_default" style="font-size:small">It has been returned= company was unable to locate

part.

Another unit has been found from another compan=, we are waiting for confirmation on delivery date, Monday or Tuesday next=week.

In the mean time t=e access road behind the MH to proposed new site needed work and a slight =hange of layout so dump truck was not continually driving over Spetic Tank= located to the South East of Mechanical Building. The storm water pipping from t=e MH that goes under this road also need work, this work has been complete=.

</=iv>
I will send Phot=s Friday of progress

reg=rds Brice

Brice Gordon
Stanley, NM =br>

Ph: <tel:%28505%29%20934%202809>

=C2

please note

The informat=on contained in this communication is confidential, may be attorney-cli=nt privileged, may constitute inside information, and is intended only =or the use of the addressee. It is the property of JEE

Unauthoriz=d use, disclosure or copying of this communication or any part thereof =s strictly prohibited and may be unlawful. If you have received this

return e-mail o= by e-mail to j=evacation@gmail.com <mailto:jeevacation@gmail.com> , and

destroy this communication and all copies =hereof, including all attachments. copyright -all rights reserved </=iv>

## Brice Gordon

Stanley, NM

Ph: