To: Jeffrey Epsteinheevacation©gmail.com]
Cc: Brice Gordon
From: Gary Kerney
Sent: Thur 3/11/2010 8:07:48 PM
Subject: kitchen

Jeffrey

you asked for a schedule for kitchen

I believe we will be finished by Sept. 30 with the kitchen ,cottages , living room, and laundry as currently budgeted.

open issues which will require your decisions

## 1.collums

a.we will have the mock up on the thin plaster col. next week.will send pic's b.we left the 24" col on the back deck up in the air on your last visit, new mock ups?

- 2.kitchen cabinets,i'm working on Hoch for his proposal

3. counter top selection Hoch is collecting some black samples

4.flooring,do you want some samples? black and white? ceramic/stone?

5.site design <u>no budaet.no desion</u>

## <u>new potential work not budgeted.not scheduled</u>

Cottage interior :Brice and I are putting together his list of remodeling interiors,and budget Sahah I believe is handeling furniture

- 1.floors,replace tile

- 2.baths replace coral stone

- 3.walls replaster and paint

- 4.doors and shutters replace/repair rotted wood

- 5.showers