To: J Epstein[jeevacation©gmail.com]
From: Brice Gordon
Sent: Wed 9/30/2009 9:49:33 AM
Subject: Re: Zorro Fountain Install

Title: Re: Zorro Fountain Install Winter, last frost ZR mid to end may, start June 2010 would meaning completion by end of July to Mid August. concrete slab needs 28days to cure Only access to area is through front doors, which would mean building a ramp over floor etc, sealing hall area off.

Just thought you would like to have this done before your return to Zorro

Maybe Gary K needs to visit Ranch, to review, stucco, water, etc?

On 9/29/09 10:57 AM, "J Epstein" <u><jeevacation@gmail.com></u> wrote:

i seee no reason to break it up

On Tue, Sep 29, 2009 at 8:37 AM, Brice Gordon <brice.gordon@...> wrote:

To JEE

Resubmitting estimate for the fountain installation at Zorro Ranch. Would recommend that we remove existing fountain and form base this year, Then in the Spring erect new fountain.

For your consideration

Brice