Home Documents and Lists Create Site Settings Help

<table><tr><th></th><th>Little St.
Estate</th><th>James
Reports</th><th></th><th></th><th>ог</th><th></th></tr><tr><td>Select a View</td><td colspan="6">New Item Filter ✓ Edit in Datasheet | Link to Outlook</td></tr><tr><td>All Events</td><td>Status</td><td>Proj No. Proj Name</td><td>Information</td><td></td><td>Responsibility Photo/Attch</td><td>JE Directive JE Comments</td></tr><tr><td>Calendar</td><td></td><td></td><td></td><td></td><td></td><td>Count = 2</td></tr><tr><td>Current Events

JE Report</td><td>Info/Status</td><td>371 Heli Pad/Car Park</td><td>11/22 Still awaiting further design
development from Gensler.</td><td>Gary</td><td>No</td><td></td></tr><tr><td>Active Projects
Estate Report
Summary</td><td>Info/Status</td><td>373 Microwave Tower</td><td>11/22 Update, Options &amp; Estimates sent to
JEE for review &amp; comment 8/25. As of date
no response</td><td>Brice</td><td>No</td><td></td></tr><tr><td></td><td>Info/Status</td><td>378 Kitchen Build Out</td><td>11/22 Awaiting direction on next move</td><td>Gary</td><td>No</td><td></td></tr><tr><td>Actions</td><td>Info/Status</td><td>388 Helipad Upgrades</td><td>9/28 - Larry working on options &amp; possible
visit to review lighting system</td><td>Larry</td><td>No</td><td></td></tr><tr><td>Alert me</td><td>On Hold</td><td>372 Dogs</td><td>9/14 Project On Hold</td><td>Brice</td><td>No 22</td><td></td></tr><tr><td>Export to
spreadsheet</td><td>On Hold</td><td>374 Boats</td><td>8/31 Project On Hold. No direction from
JEE since 6/8</td><td>Larry</td><td>No</td><td></td></tr><tr><td>Modify settings
and columns</td><td>On Hold</td><td>381 Nanna
Refurbishment</td><td>9/14 Project On Hold</td><td>Larry</td><td>No</td><td>Approved</td></tr><tr><td></td><td>On Hold</td><td>387 Home Theater
Upgrade</td><td>7/13 Project On Hold</td><td>Larry</td><td>No</td><td></td></tr></table>