A construction schedule detailing various tasks and their timelines over a 10-week period starting from March 16, 2012. Tasks include crew reduction, sundial installation, flagpole road, Morgantown wall, fire pit bench, and more, with specific dates for each task's progress.
documents/EFTA01174732.pdf
{}